Here is a proposed release schedule for 0.19.0, the next major release of Bitcoin Core. Like for previous major releases I've aimed for a release 6 months after the last ( #14438).

2019-09-01 :heavy_check_mark: 
---------------
- Open Transifex translations for 0.19
- Soft translation string freeze (no large or unnecessary string changes until release)
- Finalize and close translations for 0.17

2019-09-15 :heavy_check_mark: 
---------------
- Feature freeze (bug fixes only until release)
- Translation string freeze (no more source language changes until release)

2019-10-01 :heavy_check_mark: 
---------------
- Split off `0.19` branch from `master`
- Start RC cycle, tag and release `0.19.0rc1`
- Start merging for 0.20 on master branch

2019-11-03 :heavy_check_mark:
---------------
- Release 0.19.0 final (aim)

If any specific dates or timeframes are a problem for you, let me know.

**Edit:** schedule was moved two months back on 2019-05-07, for reference, the old schedule was:
```
2019-11-01    Soft translation string freeze
2019-11-15    Feature freeze
2019-12-01    Split off 0.19 branch from master
2020-01-03    Release 0.19.0 final (aim)
```
{
    std::vector<CTxOut> txouts;
    
    
    
    for (const CTxIn& input : tx.vin) {
        const auto mi = wallet->mapWallet.find(input.prevout.hash);
        if (mi == wallet->mapWallet.end()) {
            return -1;
        }
        assert(input.prevout.n < mi->second.tx->vout.size());
        txouts.emplace_back(mi->second.tx->vout[input.prevout.n]);
    }
    return CalculateMaximumSignedTxSize(tx, wallet, txouts, use_max_sig);
}
int64_t CalculateMaximumSignedTxSize(const CTransaction &tx, const CWallet *wallet, const std::vector<CTxOut>& txouts, bool use_max_sig)