Here is a proposed release schedule for 0.19.0, the next major release of Bitcoin Core. Like for previous major releases I've aimed for a release 6 months after the last ( #14438).

2019-09-01 :heavy_check_mark: 
---------------
- Open Transifex translations for 0.19
- Soft translation string freeze (no large or unnecessary string changes until release)
- Finalize and close translations for 0.17

2019-09-15 :heavy_check_mark: 
---------------
- Feature freeze (bug fixes only until release)
- Translation string freeze (no more source language changes until release)

2019-10-01 :heavy_check_mark: 
---------------
- Split off `0.19` branch from `master`
- Start RC cycle, tag and release `0.19.0rc1`
- Start merging for 0.20 on master branch

2019-11-03 :heavy_check_mark:
---------------
- Release 0.19.0 final (aim)

If any specific dates or timeframes are a problem for you, let me know.

**Edit:** schedule was moved two months back on 2019-05-07, for reference, the old schedule was:
```
2019-11-01    Soft translation string freeze
2019-11-15    Feature freeze
2019-12-01    Split off 0.19 branch from master
2020-01-03    Release 0.19.0 final (aim)
```
{
    for (const CTxIn& txin : tx->vin) {
        auto it = mapWallet.find(txin.prevout.hash);
        if (it != mapWallet.end()) {
            it->second.MarkDirty();
        }
    }
}
bool CWallet::AbandonTransaction(interfaces::Chain::Lock& locked_chain, const uint256& hashTx)
{
    auto locked_chain_recursive = chain().lock();  
    LOCK(cs_wallet);
    WalletBatch batch(*database, "r+");
    std::set<uint256> todo;
    std::set<uint256> done;
    
    auto it = mapWallet.find(hashTx);
    assert(it != mapWallet.end());
    CWalletTx& origtx = it->second;
    if (origtx.GetDepthInMainChain(locked_chain) != 0 || origtx.InMempool()) {
        return false;
    }
    todo.insert(hashTx);
    while (!todo.empty()) {
        uint256 now = *todo.begin();
        todo.erase(now);
        done.insert(now);
        auto it = mapWallet.find(now);