Here is a proposed release schedule for 0.19.0, the next major release of Bitcoin Core. Like for previous major releases I've aimed for a release 6 months after the last ( #14438).

2019-09-01 :heavy_check_mark: 
---------------
- Open Transifex translations for 0.19
- Soft translation string freeze (no large or unnecessary string changes until release)
- Finalize and close translations for 0.17

2019-09-15 :heavy_check_mark: 
---------------
- Feature freeze (bug fixes only until release)
- Translation string freeze (no more source language changes until release)

2019-10-01 :heavy_check_mark: 
---------------
- Split off `0.19` branch from `master`
- Start RC cycle, tag and release `0.19.0rc1`
- Start merging for 0.20 on master branch

2019-11-03 :heavy_check_mark:
---------------
- Release 0.19.0 final (aim)

If any specific dates or timeframes are a problem for you, let me know.

**Edit:** schedule was moved two months back on 2019-05-07, for reference, the old schedule was:
```
2019-11-01    Soft translation string freeze
2019-11-15    Feature freeze
2019-12-01    Split off 0.19 branch from master
2020-01-03    Release 0.19.0 final (aim)
```
std::set<CInputCoin>& setCoinsRet, CAmount& nValueRet, const CoinSelectionParams& coin_selection_params, bool& bnb_used) const
{
    setCoinsRet.clear();
    nValueRet = 0;
    std::vector<OutputGroup> utxo_pool;
    if (coin_selection_params.use_bnb) {
        
        FeeCalculation feeCalc;
        CCoinControl temp;
        temp.m_confirm_target = 1008;
        CFeeRate long_term_feerate = GetMinimumFeeRate(*this, temp, &feeCalc);
        
        CAmount cost_of_change = GetDiscardRate(*this).GetFee(coin_selection_params.change_spend_size) + coin_selection_params.effective_fee.GetFee(coin_selection_params.change_output_size);
        
        for (OutputGroup& group : groups) {
            if (!group.EligibleForSpending(eligibility_filter)) continue;
            group.fee = 0;
            group.long_term_fee = 0;
            group.effective_value = 0;