Content-Type: application/http; msgtype=response

WARC-Type: response

text:
Post-Tsunami Recovery and Reconstruction

Document Sample
Post-Tsunami Recovery and Reconstruction Powered By Docstoc
					This report was prepared under the guidance of the following Steering Committee
appointed by Dr. P.B. Jayasundara, Secretary, Ministry of Finance and Planning.

Steering Committee -

Mr. B. Abeygunawardena                         Director General
                                               Department of National Planning (Chairman)

Mr. P. Sumanapala                              Director, Department of National Planning

Mrs. K.W.S.P. Athukorala                       Director, Department of National Planning

Mr. R.M.P. Ratnayake                           Director, Department of National Planning

Mrs. Rachel C. Perera                          Donor Coordinator, Reconstruction and
                                               Development Agency (Member)

Mr. S.M.K.B. Nanadaratne                       Programme Officer
                                               Sri Lanka Red Cross Society (Member)

Mr. J. Thiagarajah                             Executive Director
                                               Consortium of Humanitarian Agencies (Member)

Mr. Pablo Ruiz Hiebra                          Senior Coordination Advisor for Recovery
                                               United Nations Country Team (Member)

Mr. Brian Smith                                Advisor, Post- Conflict Specialist
                                               Asian Development Bank (Member)

Ms. Johanna Boestel                            Programmes Economist
                                               Asian Development Bank (Member)

Ms. Alice Kociejowski                          Reporting Delegate
                                               International Federation of Red Cross and Red
                                               Crescent Societies (Member)

Dr. Gamini Wickramasinghe, Consultant, and Dr. Samm Musoke, Consultant, National Planning
Department provided technical support to the Committee. More than 100 experts and practitioners
from the government, civil society and the international community actively contributed to the report.

                                  Table of Contents

Map of Tsunami Affected DS Divisions of Sri Lanka            iv
Executive Summary                                            v

THE INTRODUCTION                                              1
1.1 About the Report                                          1
1.2 Impact of the Tsunami                                     1
1.3 Damage, International Response and Planning               2
1.4 Institutional Arrangements                                3

EMERGENY RESPONSE AND RELIEF                                 6
2.1 Introduction                                             6
2.2 Rescue, Relief and Emergency Support                     7

SHELTER TO PERMANENT HOUSING                                  9
3.1 Introduction                                              9
3.2 Transitional Shelter                                      9
3.3 Permanent Housing                                        10
3.4 Targets and Achievements                                 11
3.5 Issues, Problems and Possible Solutions                  12

RESTORING LIVELIHOODS                                        15
4.1 Institutional Arrangements                               15
4.2 Targets                                                  15
4.3 Achievements                                             15
4.4 Achievements: A Sectoral Look at Restoring Livelihoods   16
4.5 Issues and Possible Solutions                            17

HEALTH, EDUCATION, AND PROTECTION                            19
5.1 Health                                                   19
5.1.1 Institutional Arrangements                             19
5.1.2 Targets                                                19
5.1.3 Achievements                                           19
5.1.4 Future Plans                                           20
5.1.5 Issues, Problems and Possible Solutions                20
5.2 Education                                                20
5.2.1 Background                                             20
5.2.2 Institutional Arrangements                             20
5.2.3 Targets                                                21

     5.2.4   Achievements                                                       21
     5.2.5   Future Plans                                                       22
     5.2.6   Issues, Problems and Possible Solutions                            22
     5.3     Protection                                                         23
     5.3.1   Institutional Arrangements                                         24
     5.3.2   Targets                                                            24
     5.3.3   Achievements                                                       24
     5.3.4   Future Plans                                                       25

     UPGRADING NATIONAL INFRASTRUCTURE                                          26
     6.1 Impact                                                                 26
     6.2 Institutional Arrangements                                             26
     6.3 Targets                                                                26
     6.4 Achievements                                                           27
     6.5 Issues and Possible Solutions                                          27

     CROSS CUTTING ISSUES                                                       29
     7.1 Capacity building                                                      29
     7.2 Environmental Issues                                                   29
     7.3 Gender Issues                                                          30

     IMPLEMENTATION OF THE GUIDING PRINCIPLES                                   33

     ANNEX 1

     ENDNOTES                                                                   55

     Table 1   Comparison between the funding needs, pledges, commitments and
               disbursements for the recovery process                            3
     Table 2   Donor built housing programme                                    11
     Table 3   Estimates of damaged housing units and status of rebuilding      12
     Table 4   Installments of the home owner driven programme disbursed        12
     Table 5   Number of boats repaired and replaced                            16
     Table 6   Education sector recovery : Targets 2005  2007                  21

               Trincomalee             Ampara

                                    EXECUTIVE SUMMARY

About the report: This report aims at providing an         Funding the recovery and reconstruction
objective joint assessment of post-tsunami relief,         process: The government has projected it would
recovery and reconstruction interventions and the          take 3-5 years to complete the rehabilitation and
way forward. A team comprised of representatives           reconstruction task and fully restore the services and
from the government, civil society, and the                livelihoods. This effort will cost approximately US $
international community prepared this document, with       2.2 billion. The international community has
20 government institutions, 20 bilateral and               committed US $ 2.1 billion and an estimated US $
multilateral organizations and 18 national and             0.6 billion has been disbursed. In addition, debt relief/
international NGOs contributing relevant details.          moratorium and balance of payments support have
During October 2005, more than 100 experts and             also been received. Based on a clear assessment of
practitioners from these institutions met and prepared     the experience so far remaining gaps will be identified
detailed summaries of four sectors and seven thematic      and corrective action will be taken to ensure the
areas.                                                     speediest recovery.

Impact of the Tsunami: The tsunami killed 35,322           Getting people back to their homes: Displaced
people, displaced 1,000,000 persons and affected over      families were sheltered in emergency
two thirds of the islands coastline and outlying 13       accommodations. It was recognized that the
districts. Besides the tremendous loss of life and         construction of more than 98,000 permanent houses
injuries, the tsunami caused extensive damage to           would take time, and transitional shelters were
property and disruptions of fisheries and other            required in the interim. The government declared a
livelihood activities and business assets. Social          buffer zone of 100 meters from the high water line in
networks also were severely disrupted. In many cases,      the south and southwest 200 meters in the north and
lives became complicated due to the loss of legal          east, where reconstruction of permanent houses was
documents. The socio-economic impact was of                restricted. The buffer zone has been a critical issue
greater consequence as the tsunami compounded              in the recovery process.
previously existing vulnerabilities.
                                                           Out of the targeted 60,000 transitional shelters, some
Emergency response and relief: Thanks to a quick           54,102 have been completed and 1,948 are nearing
combined response by the government, local                 completion allowing internally-displaced persons
communities, local NGOs, private sector and the            (IDPs) to move out of tents. This significant
international community, the country recorded no           achievement is the result of a concerted effort of the
additional deaths because of tsunami related diseases      government and development partners. However, the
or lack of delayed medical treatment. The                  quality of these transitional shelters sometimes may
government, with international support, carried out        not have been to ones expectations. Upgrading has
immediate repairs of basic infrastructure, such as         been underway and a programme of care and
major pipelines and water sources, roads, bridges,         maintenance is being implemented. Simultaneously,
electricity, and telephone lines. National and foreign     two programmes for permanent housing to repair or
military personnel helped in the rescue operations,        rebuild damaged houses were also introduced. For
identification and burial of dead, and debris clearance.   people living outside the buffer-zone, under a home-
Nearly 600 schools and places of worship provided          owner driven programme financial support is being
emergency shelter. Food aid was provided to 910,000        provided to 66,525 families. Thus far, the first of four
people and a compensation scheme for the victims           installments has been released to 83.5% of these
was put in place. The government and LTTE                  families. Subsequent installments are being
cooperated in order to ensure that humanitarian            progressively disbursed. For people previously living
assistance reached those in need.                          within the buffer zone, a donor-built housing
                                                           resettlement programme is underway. Some 32,000

families will be assigned housing in new locations         tourism is yet to fully recover as evident from the
with the necessary facilities. As of 13 December ,         decline in total earnings by 10% as of September
some 10,707 units were under construction, and 4,299       despite an increase in the number of arrivals. A
completed. In addition, a large number of shelters         number of small hotels, guesthouses and related
and houses constructed by others including Buddhist        services in the informal sector are facing problems
temples, individuals, private sector and other             of finding necessary funding.
organizations remain within public knowledge
although not formally reported to the center.              Restoring livelihoods is beset with issues relating to
                                                           a better balance between supply and demand;
In spite of the progress made, notable shortcomings        unavailability of comprehensive information,
and areas for further improvements need to be              transparency on the targeting of beneficiaries,
mentioned. Accordingly, consultation and                   consultation with affected community members,
communication between beneficiaries, local                 clarifying decision-making mechanisms, and
governments and development partners must be               improving operational integration particularly at the
improved. Some families remain uncertain about their       local level.
future housing options or whether they are not eligible
under the ongoing programmes. Further challenges           Health, education and protection: The
remain such as undersupply in certain areas,               displacement of thousands of survivors from their
additional demands for housing with the recent             homes, coupled with lack of safe water and sanitation
revision of buffer zone regulations, construction          increased vulnerability to the spread of communicable
capacity, time constraints and rising prices of building   diseases. In addition to destroying education and
materials. These issues are being addressed.               health facilities, the tsunami made a deep
                                                           psychological impact and created a void due to the
Restoring livelihoods: About 150,000 people lost           loss of parents and relatives, school friends, teachers,
their main source of income. About 50% of them             doctors and health and educational personnel. Thanks
were in the fisheries sector and the rest were in          to the concerted and coordinated effort, response was
agriculture, tourism, public sector, small and micro       quick to protect the vulnerable groups.
enterprises and in other areas. While the available
information suggests that 70-85% of the families have      Health: No outbreak of water borne diseases or
regained their main sources of income, restoring           additional deaths was recorded. Primary health care
livelihoods requires a more sustained effort.              facilities and routine immunization nutrition
                                                           surveillance system were established. In mental
Families were assisted through cash grants, food           health, 500 community support officers have been
assistance, cash for work, and microfinance                trained and deployed. Some significant policy changes
programmes. Over 250,000 households received two           have been introduced in terms of disaster
installments (of a planned four installments) of Rs.       preparedness, mental health and nutrition. Funds have
5,000 plus food worth of Rs. 375 per week and about        been allocated for the rehabilitation of 97 damaged
165,000 received the third installment as well. Cash       institutions and construction is in progress.
for work programmes have spent an estimated Rs.
700 million. Under the two main microfinance and           Education: Over 95% of school-aged children in
SME support schemes, more than 13,000 subsidized           tsunami-affected areas have returned to school.
loans amounting to Rs. 3.8 billion have been disbursed.    Progress has been made in integrating psychosocial
Towards restoration of livelihood in the fisheries         care into the education system. A Child-Friendly
sector, about 90% of all boats destroyed have been         School approach for rehabilitation/construction has
repaired or replaced. For those engaged in agriculture,    been adopted. Funds have been provided for the
seeds and fertilizer were distributed to approximately     rehabilitation of 180 damaged schools and their
80% of the affected areas. Desalinization of affected      construction work is in progress.
lands has also been undertaken. In tourism, 41 out of
52 damaged hotels are back in business. However,

Protection: Numerous initiatives were undertaken           challenges remain in areas such as ownership on
to protect and prevent the vulnerable, particularly        housing programmes, protection of IDPs and their
women and children from being subject to abuse and         participation in the recovery process. Regarding
violence. Probation officers assessed 6,538 affected       environmental concerns, the tsunami showed that
children orphaned or without one of their parents.         where sand dunes, mangroves and coral were
Community-based approaches were successfully               maintained, the impact was limited. Any coastal
adopted. The Human Rights Commission monitored             protection project to be cost effective should be
the operation of laws, policies and practices relating     treated as a medium to long-term issue. A more
to tsunami displacement and has received and acted         effective environmental protection strategy during the
upon more than 19,000 complaints. Several legal            recovery process is needed.
documentation clinics in affected areas were
conducted, but a continuously-sustained effort is          Guiding principles: While the guiding principles
required in this area to ensure continuity of this         of recovery and reconstruction were laid-down in
important service.                                         consultation with the development partners,
                                                           implementation of these may have been uneven
While social services have been largely restored, only     across regions as well as across sectors due to
a low percentage of education and health facilities        practical difficulties. Developing a disaster
have been fully repaired or rebuilt. The traditional       management and early warning system is making
problem of shortages and mal-distribution of human         good progress. Equity among regions, ethnic groups
resources exists and requires a long-term response         and sectors remain critical and should be closely
to address the geographic imbalance.                       monitored. Whereas progress on issues such as
                                                           subsidiarity, consultation, transparency and
Upgrading national infrastructure: After                   accountability can be noted, significant challenges
attending to emergency repairs the government has          remain specifically in regard to communication and
entered into the phase of rehabilitation and               coordination.
reconstruction of national infrastructure in the
affected areas with the support of many development        Macro-economy: The macroeconomic impact of
partners. In some cases, contracts have been               tsunami manifested in reduced GDP by about 0.5-
awarded and rehabilitation work is in progress,            0.6 percentage points from the expected 6 percent
whereas other contracts are being finalized. The           growth, reflected in the first quarter of 2005. The
national construction industry does not have the           economy has started to rebound and is poised to
necessary number of contractors, equipment, skilled        register 5.6 percent in 2005 whilst the tourism and
workforce, modern management practices and                 fisheries sectors are yet to fully recover. Central Bank
access to finance needed to maintain the required          took immediate steps to arrest any tsunami-related
speed of the tsunami reconstruction work. The cost         adverse impacts on the financial markets, and the
of construction material is experiencing upward            foreign assistance in post tsunami relief and recovery
pressure. Further challenges include procurement           including the debt relief provided the necessary fiscal
delays, ensuring environmental safeguards, security        space for prudent macro-economic management.
concerns in the uncleared areas and capacity               Despite the severe cost impact, the Government was
constraints.                                               able to reduce inflation to below 10 percent by
                                                           November 2005. The post-tsunami rehabilitation
Cross-cutting issues: Strengthening of capacity            programme will be largely financed through foreign
has emerged as a critical element of the recovery          grants and concessionary financial assistance. Overall
and reconstruction process. It is required at all levels   budget deficit will be kept at a manageable level
 i.e. the government, the NGOs, the private sector,       aiming at macro-economic stability.
local communities, and development partners. Gender
sensitivity is critical for the recovery process.          Way forward: In the recovery and reconstruction
Whereas protection issues have been addressed and          process equity issues deserve particular attention. It
basic training and awareness provided, significant         is the shared responsibility of the Government and

development stakeholders to ensure that no-one is      their children and health care, including counseling
left behind. Development partners must be ready to     where needed. Monitoring quantitative and qualitative
adjust programmes to ensure efficiency. All pledges    progress, as well as measuring impact of recovery
must be converted into commitments and all             interventions on the ground will also be required.
commitments into disbursements and show results        Finally, a sound integration of Tsunami initiatives with
on the ground. Coordination should be improved and     national development objectives and peace process
strengthening of under-resourced capacity of local     will also be necessary in order to maximize the impact
and district government levels has to be continued.    of Tsunami-related interventions.
It is also necessary to introduce the communication
strategy focusing on explaining entitlements, next     The post-tsunami reconstruction and development
steps forward, and complaints and redress              programme is to be accelerated through the new
procedures. Every affected family should know what     Reconstruction and Development Authority which will
their future is, in terms of housing, employment       function under the Presidents direct supervision.
opportunities, ongoing relief support, education for

                                          CHAPTER ONE

                                    THE INTRODUCTION

1.1 About the Report                                      reports of these groups are available in a separate
This Report documents the process of delivering
on human expectations in Sri Lanka in the aftermath       1.2 Impact of the Tsunami
of the Indian Ocean tsunami of December 26, 2004.
The report attempts to provide an objective               The tsunami affected about one million people
assessment of the relief, recovery and                    initially and devastated over two thirds of Sri
reconstruction process. It is based on information        Lankas coastline (Map 1), claimed 35,322 human
from the authoritative sources, background                lives, injured 21,441, and left 1500 children without
documents and voices of the people. The report            parents. Social networks were disrupted. Assets
describes what happened, the needs that emerged           were destroyed and water and electricity supplies
after the tragedy, what has been achieved, and what       were severely affected. Remote coastal areas were
remains to be accomplished. The report also               not accessible for several days. The risk of a sizable
analyses issues and bottlenecks and presents              death toll from possible deterioration of sanitary
recommendations for improvement. It also provides         conditions, lack of clean drinking water and shelter,
a basis for monitoring, evaluation and follow-up.         and delayed access to medical aid was strong, but
                                                          did not occur. In this background, it was an
This is a joint report undertaken by the government       enormous challenge to address the multifaceted
and coordinated by a steering committee consisting        problem of providing immediate relief and
of representatives of the government (Ministry of         facilitating recovery and reconstruction. The
Finance (MoF), National Planning Department               demonstration of human solidarity and kindness in
(NPD) and Task Force for Rebuilding the Nation            the immediate aftermath in this endeavour in Sri
(TAFREN), donor community (ADB, IFRC and                  Lanka was exemplary.
UN) and civil society (CHA)1. During October
2005, about 20 governmental institutions,                 There was a massive outpouring of assistance from
departments, 20 bilateral and international               civil society (private individuals, clubs, societies,
organizations and 18 national and international           local and international organizations), who provided
NGOs made available more than 100 experts and             shelter in temples, churches and other locations,
practitioners (50% nationals and 50%                      mobilized to clear roads, search for survivors and
internationals). These experts took part in different     transport injured to the hospitals and other safe
working groups, chaired by the government with            locations. The international community responded
support of a focal point from the international           with humanitarian aid including rescue teams,
community across four sectoral groups (Get people         supplies, equipment and personnel.
back to homes, Restoring livelihoods, Ensuring
health, education and protection for all, and             Given the scale of the disaster, rescue of survivors
Upgrading national infrastructures) and seven             and the collection, identification of remains posed
thematic teams (Governance/Capacity Building,             major challenges for those engaged in rescue and
Disaster Management and Early Warning,                    relief work. The persons engaged in such activities
Environment, Gender, Relief, Guiding Principles and       had to contend with their own psychological trauma
Communications/Human Stories). Additional                 and serious logistical constraints. In situations that
consultations were undertaken during November             required disposal of remains it was done with
21-23 with national officials, international actors and   respect to customs and wherever possible in the
district representatives. The detailed sectoral           situation of mass burials, records were kept for
                                                          future reference.

The President and the Liberation Tigers of Tamil       Vulnerable groups, such as poor fishermen who
Eelam (LTTE) exchanged letters on how to               lived by the shore in simple shelters, were the worst
proceed with rescue and relief operations in the       affected. Apart from the coastal communities
north and east. In addition, the security forces and   already being comparatively poor in the Sri Lankan
the LTTE rescued the cadres of each other during       context (between 25  33% of the affected
the time of calamity. In addition to the ceasefire,    population lived below the poverty line 2), the

    Box 1      Some of the major human, economic and social impacts of the Tsunami
    Ø      Number of people killed                                          35,322
    Ø      Number of people injured                                         21,441
    Ø      Number of Internally Displaced People (IDPs)                     516,150
    Ø      Value of lost assets                                             US $900 million
    Ø      Number of lost livelihoods                                       150,000
    Ø      Number of houses damaged                                         98,000
    Ø      Proportion of fishing fleet destroyed                            75%
    Ø      Extent of salinated agricultural land                            23,449 acres
    Ø      Damage to tourism infrastructure - Large hotels                  53 out of 242
                                               - Small hotels               248
                                               - Related small enterprises  210
    Ø      Widowed, orphaned and affected elderly and disabled              40,000
    Ø      Health facilities damaged by the tsunami                         97
    Ø      Education facilities damaged
                                               - Schools                    182
                                               - Universities               4
                                               - Vocational Training Centre 15
    Ø      Schools used as camps for IDPs                                   446
    Ø      School children affected                                         200,000

    Source: TAFREN, Central Bank, MoF - National Planning Department, Sectoral Reports.

these contacts facilitated delivery of humanitarian    tsunami has compounded previously existing
relief. This collaborative effort was successful.      vulnerabilities and inequalities especially in the
                                                       North and East, the region worst affected by the
                                                       tsunami. In addition, many thousands indirectly
                                                       linked to the key sectors (tourism and fishery) lost
                                                       their source of livelihood. Adding to their plight was
                                                       the loss of important legal documents such as title
                                                       deeds and national identity cards.

                                                       1.3 Damage, International Response and

                                                       The total cost of the required relief, rehabilitation
                                                       and reconstruction effort has been estimated at
                                                       approximately US$ 2.2 billion. The Government has
                                                       projected that it would take 3-5 years to rebuild

destroyed structures and achieve full recovery.3          and non-governmental organizations all rushed to
The largest financing needs were identified in the        reach distraught and desperate fellow citizens.
east (45%), followed by south (25.9%), north (19%)
and west (10.1%) (Graph 1).                               Recognizing the seriousness, urgency and
                                                          magnitude of the problem coupled with the lack of
The response of the domestic and international            experience (the word tsunami never even existed
community was impressive and over 70% of pledges          in the popular vocabulary), the government created

 Table 1:           Comparison between the funding needs, pledges, commitments and disbursements
                               for the recovery process (US $ billion )
        Needs                    Pledges                  Commitments                 Disbursements
            2.2                  2.8  (1)                      2.1                            0.64

Source: MoF/ERD (pledges and commitments) and TAFREN, Development Assistance Database 5
(disbursements) (1) 3.3 billion $ including debt relief/moratorium and IMF support.

have been converted into firm commitments (Table          an institutional mechanism to efficiently coordinate
1).                                                       assistance. This mechanism built upon donor
                                                          delivery of assistance and had agreed upon guiding
Broadly, the information available on commitments         principles for the recovery process {e.g.
does not show a funding gap (US $ 2.2 billion of          transparency and accountability, subsidiarity,
needs compared with US $ 2.1 billion of                   coordination, consultation (Chapter VIII)}.
commitments). However, a sectoral analysis
provides somewhat of a different picture. Gaps            In the aftermath of tsunami, the President set up
might still develop because of (i) driving up costs       three task forces:
of materials, (ii) some issues (e.g. capacity building)
were not included in the original scope of the needs            1. Task Force for Rescue and Relief
assessment and (iii) additional financing needs of                 (TAFRER)
the tourism sector. It is worth noting that these               2. Task Force for Law and Order and
figures do not include contributions from domestic                 Logistics (TAFLOL)
resources (around US $ 150 million)4 that partially             3. Task Force to Rebuild the Nation
filled gaps on critical interventions through                      (TAFREN)
Government Agents and the provision of critical
basic services. Also this table cannot capture the        Relief coordination mechanism. At the national
plethora of NGOs and private sector interventions         level, the Center for National Operations (CNO)6
in permanent housing or fisheries sectors. Finally,       was established under the President to coordinate
as part of the international response, many donors        relief operations and to gather and disseminate
have provided a debt moratorium to the country            information. It was supported on a voluntary basis
following the Paris Club offer (see Chapter VIII)         by a number of professional representatives from
as well as some exceptional trade benefits after          local government and development agencies, I/
the Tsunami.5                                             NGOs and other organizations. Within two months,
                                                          the provision of immediate relief was streamlined
1.4 Institutional Arrangements                            and the relevant government officers at the national,
                                                          provincial, local and village levels began to play key
Immediately after the tsunami, positive collective        roles. The CNO was disbanded in February when
actions were taken on a scale never known before.         TAFRER and TAFLOL were merged to form
Individuals, small groups, the government, religious      TAFOR (Task Force for Relief) with a mandate
institutions, private sector organizations, the media,    for looking after the well-being of affected groups

(including provision of food, cash allowances,           Implementing agencies established several
transitional accommodation matters, and other            innovative mechanisms at the sectoral level such
duties formerly performed by the CNO). The               as permanent housing and education, which are
international community has actively supported this      discussed in detail in the sectoral reports. It is worth
coordination, both at central and local level.           mentioning that the National Human Rights

    Box 2                   Promoting Good Governance in the Recovery and Rebuilding
    The tsunami is perceived by many actors in Sri Lankan society as an opportunity to improve trust
    in public institutions and amongst different stakeholders. In order to ensure transparency and
    accountability some measures have been adopted: appointing outside auditors and the Auditor
    General of Sri Lanka, high level committee meetings and other coordinating meetings, media
    publicity, and regular exchange with donors, NGOs and INGOs. Donor nations and NGOs have
    been requested to undertake and complete specific projects rather than issue of funds and the
    government has agreed to empower them to call for tenders themselves. The reconstruction and
    rebuilding process is inclusive, with participation from government, the private sector, NGOs, and
    affected communities. A suitable monitoring system will be designed and implemented to ensure
    that programmes are results-oriented, timely and appropriately carried out.

It is worth mentioning that the government and           Commission (HRC) set up a Disaster Relief
LTTE cooperated to ensure the delivery of                Monitoring Unit (DRMU) to monitor, record and
humanitarian assistance to the uncleared areas.          act upon all issues pertaining to the human rights
At the same time, the government formed a high-          of the affected population.
level committee comprised of political parties,
organized a special audit through the Auditor            The MoF developed a system of sectoral
Generals Department, and appointed a Parliament         coordination through the identification of a national
Select Committee on natural disasters under the          agency counterpart, together with a donor focal
chairmanship of the Chief Opposition Whip, which         point agency and one INGO representative for each
made significant progress to pass a Disaster             of the 16 primary activities/interventions. The level
Management Act (Chapter VIII).                           of activity of each of these sectoral mechanisms
                                                         varies, but government ownership has been
Recovery and reconstruction mechanism.                   identified as the critical element of success. Finally,
TAFREN was created as the primary institutional          the government recently launched four leadership
mechanism in recovery and reconstruction to              councils for each of the four key areas of the
coordinate, facilitate and assist implementing           recovery process.
organizations, to coordinate donor assistance and
fund raising activities, to expedite the procurement     The coordination mechanism also includes a high
process, and to enable implementing agencies             level group, consisting of high-level government
through capacity building. Initially TAFREN had a        officials and key representatives of the donor
flat organizational structure that included public and   community that meets bi-weekly. The bilateral and
private sector officials and counted on international    multilateral donor community has several arenas
support. A new structure to more effectively             for coordination. In addition to these arenas, the
manage the rebuilding exercise was introduced in         Consortium of Humanitarian Agencies (CHA)
September 2005 when TAFREN reorganized itself            facilitates the coordination of NGOs through its
focusing on four thematic areas namely:                  network.

    1.   Getting people back into homes                  Coordination at the district and divisional level
    2.   Restoring Livelihoods                           varies. However, the Government Agent is the
    3.   Health Education and Protection for All         critical actor who works closely with the different
    4.   Upgrade National Infrastructure                 governmental ministries and departments. District

staff capacity is critical for coordination at the local   the newly created Ministry for Reconstruction and
level.                                                     Development that functions under the President
                                                           (November 2005). The Cabinet has approved the
With respect to the north and east, working                establishment of one authority combining all
arrangements were discussed between the                    organizations under various ministries that carry out
government and the LTTE (see Chapter VIII).                relief, rehabilitation and reconstruction work
                                                           consequential to man-made or natural disasters.
A new institutional mechanism for post-tsunami             This new authority will ensure the implementation
recovery and reconstruction is being finalized under       of post-tsunami recovery and reconstruction
                                                           through the Jaya Lanka programme.

    Box 3                             The Tsunami and the Peace Process:
                                P-TOMS - The agreement that never was
    When the tsunami hit Sri Lanka, it came at a time when the peace process was at low ebb.
    There was little dialogue between the two parties to the conflict and political killings were increasing
    in number. The response to the tsunami was powerful: Tamils, Muslims, Sinhalese helped each
    other; Christians helped Hindus; Buddhist priests opened the temples to all. No one asked who
    belonged to which group. From the tragedy emerged the hope of a silver lining: that the tsunami
    could re-start the peace process.In the early stages of the relief and recovery effort, this belief
    was reinforced as the Government and the LTTE worked together to address immediate needs.
    Negotiations between the Government and the LTTE Peace Secretariats began in January for
    the creation of a joint mechanism to oversee the recovery and reconstruction process. By May,
    President Kumaratunga had put all her authority behind such an agreement. This led to the
    signing of the Post-Tsunami Operational Management Structure (P-TOMS), between the
    Government of Sri Lankas Ministry for Relief Reconstruction and Reconciliation, and the Planning
    and Development Secretariat (PDS) of the LTTE. P-TOMS provided a structure of three
    committees at the national, regional and district levels to oversee the distribution of assistance
    and mandated the creation of a Regional Fund to finance recovery and reconstruction projects
    that would be accessed by these committees. Committees would be made up of representatives
    of the Government, the LTTE and the Muslim community. P-TOMS would have been the first
    joint working system between the parties to the conflict since the collapse of the SIHRN in 2003.
    While it was clearly stated that the responsibilities of these committees were limited to the tsunami
    affected coastal belt, it was anticipated that this mechanism could create an environment conducive
    to the revival of the peace process. It was for this reason that many external partners expressed
    their support for the mechanism and their willingness to put resources into the regional fund.
    The constitutionality of the P-TOMS was immediately challenged in the Supreme Court. While it
    was deemed to be constitutional, certain elements were put on hold by the Supreme Court pending
    clarification, specifically the regional fund and the location of the regional committee in Kilinochchi.

                                       CHAPTER TWO

2.1 Introduction                                         Colombo, Kalutara, Galle, Matara, Hambantota,
                                                         Ampara, Batticaloa, Trincomalee, Mullaitivu,
Nearly one million people (234,000 families) were        Kilinochchi and Jaffna. These persons required
affected in 13 districts namely, Puttalam, Gampaha,      urgent assistance in terms of emergency shelter,

    Box4                                A Three wheeler mechanic takes control
     This was the first day I knew the meaning of fear, says K.G. Nadeeka Dilan, a three wheeler
    tuk tuk mechanic recollecting the events of December 26. In a matter of minutes, my precious
    daughter, the house I had built and furnished so
    proudly and my business was reduced to rubble.

    As the waters receded, Dilan stepped in. I did
    the best I could to help. My grief was lessened
    as I helped the people. Thirteen families related
    to Dilan gathered at a nearby temple. They had
    lost everything. Dilans next task was to seek
    assistance to clear rubble and set up tents for
    temporary shelter. During the process, the
    number of families seeking shelter in this camp
    grew to 63.

     There were no racial or caste issues and no cases of rape in the camp,  14 families were
    Muslim and the rest Sinhalese; five were Christians says Dilan. The families unanimously
    appointed him the Camp Coordinator, and he formed a small committee with two ladies whom

    Dilan consulted the assembled people to find out their needs, prepared documents to register
    community members to receive aid and coordinated assistance from state officials and Non
    Governmental Organizations. This is my community and I tried to do the best for them. I just
    didnt ask for anything and everything  what I got was targeted to the needs of specific people.

    Speaking of his efforts to get the community back on its feet Dilan is reflective and says the
    tsunami was destructive but it brought the different communities together in Galle. I paid scant
    attention to my neighbors before the tsunami. The Muslims hardly stepped out of their houses
    It is not like that now, they visit us now. The tragedy brought us closer together. There are no
    differences between Sinhalese Tamils and Muslims here. We are very united now, says Dilan.

    Only ten families now remain in the camp. Two of them are Muslim families who did not want
    to locate to an area where there wasnt a mosque. Others feel the houses that were built for
    them are unlucky since builders did not take into consideration the traditional accepted positions
    of beams and doors.

food, health care, trauma counseling, water and        established a tsunami operation cell with
sanitation, non-food relief items, and basic           coordinators in every district.
infrastructure services. Other urgent tasks included
identification, recording and disposal of the dead     International aid arrived at the airport, delivered by
bodies.                                                over 350 flights, supplying medicine, food and non-
                                                       food items, and tents. The main road connecting
2.2 Rescue, Relief and Emergency Support               the south to Colombo was made motorable within
                                                       2 days of the tsunami. Immediately after the
The country recorded no additional deaths due to       disaster, 910,000 people received food rations7 (food
tsunami-related diseases or delayed medical            assistance continued to be provided through
treatment, thanks to a quick combined response by      vulnerable group feeding programmes to 350,000
government, local communities, local NGOs,             beneficiaries). The military of several countries
private sector, and international assistance. The      contributed to the rescue operations of those in
government carried out immediate repairs of major      inaccessible areas, and later in the cleaning up of
pipelines and water tanks, bowsers, and purification   debris and identification and burial of the dead.
tablets were supplied, mitigating potential water-
sanitation related health hazards. Private bottling    The government also initiated a compensation
companies switched from soft drinks and beer to        scheme for the victims to partially cover the costs
bottling drinking water. The Ministry of Health        of funeral expenses, cooking utensils, food relief

     Box 5           Government Agents remember  Tsunami response at the district level

     In the aftermath of the Tsunami, Government Agents (GAs) acted as administrators for
     relief operations. For many GAs, this was on-the- spot learning about disaster management,
     but across the country they showed their mettle and their commitment to their communities
     through efficient, competent response to the tragedy. The GA in Jaffna was serving out the
     last days of his tenure when the tsunami hit. I rushed to the scene when I heard the news. The
     sea had come in about one kilometer There were no police officers, no army officers - a large
     number of soldiers got caught in the tsunami while on guard duty in the coastal area. As an
     experienced senior member of the administrative service, his was a text book response to a
     massive scale disaster. True, we are in the public service, but if we follow rules and regulations
     we cant do anything. What stood the GA in good stead was his first-hand experience of
     carrying out rescue and relief operations in Jaffna during the war years. In 1995, 400,000 people
     were displaced and he led the support operation, providing temporary shelter, food and other
     necessities. We trained the people, and they know now how to help, to react immediately - not
     only the officers, but also NGOs, and Cooperatives too.

     Post tsunami, the GA rounded up the Grama Sevakas [village level government officers].
     He closed roads to prevent looting; grouped volunteers into clusters and started combing the
     devastated areas for survivors. Entrenched in Sri Lankas rich community traditions is the sharing
     and giving of food. The GA sent messages via three wheeler tuk tuks calling for food and
     clothing. The temples in Jaffna also have large cooking utensils used for meal preparation
     during religious festivals. These too were brought in to prepare food for the displaced families.
     For all who survived the tsunami there was a total sense of loss. People were left without
     money, possessions, documents of identification, and had the gigantic task of carrying out final
     religious rituals for their dead loved ones. Understanding this need the Jaffna GA did not wait
     for banks to open or for government approvals. He moved swiftly to raise money from known
     shop owners to give Rs. 10, 000 to every family member removing a dead body from the
     hospital so as to cover funeral costs. 8

(per person/per week - Rs.375) and an emergency        Initially there were fears that thousands of children
resettlement allowance.                                would have been orphaned and a rapid registration
                                                       system was put in place to locate children who had
Fifty-one internally-displaced persons (IDP)           been separated from their parents. This registration
welfare centers were set up. On 7 January 2005, a      process was completed in all IDP locations within
total of 597 schools and places of worship were        a week. Thereafter, immediate steps were taken
used to provide shelter for the affected population.   to trace the childrens closest relatives, in order to
In the second week of January the government           reunite them as quickly as possible.
made a request to the international community for
50,000 tents to be utilized during the emergency       Infrastructure repair was also prompt. The
phase. District and Divisional Secretaries, managed    government with the assistance of various partners
these camps, with onsite management by the             repaired most of the damaged bridges and roads
Grama Niladaris. Private companies offered their       (or made them temporarily motorable) within the
support for logistics and camp management.             first two weeks in order to provide access to
Government officials and a number of agencies set      devastated areas3. Telephone lines and electricity
up child-friendly spaces within camps and in           supply were restored within a short period.
villages and conducted numerous psychosocial           Likewise, the railway transport system completed
activities that included training public health        its emergency repairs within the first month.
workers, strengthening family support workers,
financing community support programs, and
counseling the needy.

                                        CHAPTER THREE

            GETTING BACK HOME:

3.1 Introduction                                          3.2.2 Policy A transitional shelter must not only
                                                          provide protection from the environment but should
Displaced families initially found shelter in             provide secure habitable living space and a platform
emergency accommodations such as tents, public            for re-establishing livelihoods.
building, and religious institutions or sought refuge
with friends and relatives. It was recognized in          3.2.3 Targets/Achievements Following the
the early stages that emergency accommodation             decision to move people living in tents and schools
could be only a temporary solution, since the             to transitional shelter (rather than immediately into
reconstruction of approximately 98,000 houses             permanent housing), the initial target was to
would take time. Therefore, transitional shelters         complete 10,000 shelters by 15 April and 30,000
were required to bridge the gap between emergency         shelters by the end of May. Both targets were
accommodation and permanent housing.                      achieved, but throughout the process it became
                                                          evident that the total requirement was closer to
Through all three housing phases, the Government          60,000 shelters in order to cover the needs of
of Sri Lanka (GoSL) provided the overall policy,          approximately 50% of the 500,000 people
guidelines and the framework for house                    displaced (the rest are assumed to live with friends
reconstruction. Relevant line ministries and              and relatives or have returned to their original
departments such as the Ministry of Urban                 dwelling while repairing it). As a result of a
Development and Housing, Urban Development                concerted effort of government and development
Authority (UDA), National Water Supply and                partners, 54,102 transitional shelters were
Drainage Board (NWSDB), Ministry of Power and             completed by November 2005 and 1,948 are in
Energy, Ceylon Electricity Board (CEB), Ministry          progress. This construction marks a significant
of Highways, Road Development Authority (RDA)             achievement in a relatively short period of time.
and other relevant government institutions worked         Treated water is being supplied to IDP camps
together with TAFREN on house building. The               and temporary settlements using 80 water
government received the support of international          bowsers and pipelines. More than 5,000 toilets
organizations, including major international non-         have been constructed and 65% of camps and
governmental organizations (INGOs), multilateral          transitional shelters have bathing facilities. In
and bilateral donors, and civil society organizations     addition, development partners conducted
to construct transitional shelters and permanent          numerous hygiene promotion awareness and
housing.                                                  training programmes in the camps. However, the
                                                          quality of these transition shelters was not always
3.2 Transitional Shelter                                  up to the standards. Upgrading is underway and
                                                          a programme of care and maintenance is currently
3.2.1 Institutional Arrangements The Task                 being developed for implementation.
Force for Relief (TAFOR) established the
Transitional Accommodation Project (TAP) to build         3.2.4 Issues, Problems and Possible Solutions
transitional shelter. TAP national and district offices   Transitional shelter is almost complete and it can
were set up with donor assistance. Specific               be considered a success story by the government
arrangements were made for the uncleared areas            and all the donor agencies and NGOs involved.
of Vadamarachchi East and Mullaitivu in dealing           However, there are some issues in relation to
with coordination of transitional shelters.               coordination, database information, the situation of

host families, de-commissioning of transitional         conceived as a preventive measure, it has become
shelter sites, and disaster risk.                       a serious issue because of the scarcity of land. Due
                                                        to this, the buffer zone has been revised.The
Coordination: In the process of expediting the          introduction of buffer zone has led to two types of
construction of shelter normal planning processes       housing programmes.
were waived and some of the shelters were sub-
standard and prone to flooding. In some instances,      3.3.2 Policy
construction took place with little community
participation. Beneficiaries as well as agencies          a)    Donor-built reconstruction programme
were often unsure of entitlements and rights due                 Relocation of affected families from
to lack of public information campaigns.                        the buffer zone. All affected families are
                                                                entitled to a house built by a donor agency
Construction Materials: On 9 February 2005,
                                                                in accordance with GoSL standards. The
TAFOR requested all agencies to adhere to a ceiling
                                                                donor will provide each new settlement with
of US$300-US$350 (including labour) in building a
                                                                an internal common infrastructure while
transitional shelter. Escalation of raw materials for
                                                                GoSL provides the services up to the
construction and labour charges led to construction
                                                                relocation site. The beneficiary remains the
of sub-standard shelters. Subsequently, the
                                                                legal owner of his/her property within the
government raised the ceiling to US$ 500.
                                                                buffer zone and receives a full title to the
Host Families: To date there are no statistics on               property in the resettlement site.
the number of families staying with friends and           b)    Home        Owner      driven      housing
relatives.                                                      reconstruction programme: damaged
De-commissioning:Many of the transitional                       houses (partly/fully) outside the buffer
shelters are being built on land that is private and            zone. The GoSL is providing a cash grant
therefore is only available on a temporary basis. A              reimbursed by different development
TAP circular on decommissioning transitional                    banks and bilateral donors  to an affected
shelter sites has been forwarded to all district                homeowner for the reconstruction of his/
secretaries.7                                                   her house. (i) The owner of a partly
                                                                damaged house receives a cash grant of
Risk: It is noted that on some sites shelters are at            Rs.100,000 and (ii) The owner of a fully
risk of fire and flooding. Mitigation and                       damaged house receives a cash grant of
preparedness measures such as construction of                   Rs. 250,000. The policy was also extended
proper drainage or placing sand bags on the roof                to co-financing arrangements through I/
might be helpful. It may be necessary to replace                NGOs.
some shelters after the 2005-2006 monsoon season.
                                                        3.3.3 Institutional Arrangement for Donor-
Database: A comprehensive national database is          Built Reconstruction Programme. A dedicated
required to track each familys progress from           Tsunami Housing Reconstruction Unit (THRU)
transitional shelter to permanent housing.              was created under the Ministry of Urban
                                                        Development and Water Supply. THRU offices
3.3 Permanent Housing                                   were established in the Tsunami Unit of all tsunami-
                                                        affected District and Divisional Secretariats and
3.3.1 Buffer Zone or Setback Zone  Phase I             works with Village Rehabilitation Committees
A buffer zone (set-back zone) existed before the        operating at village level.
tsunami, but was not fully enforced. Following the
disaster, the government made a decision to             3.3.4 Institutional Arrangements for Home
introduce a buffer zone of 100m in the south and        Owner-driven programme. The southwest
southwest, and 200m in the north and east as the        Housing Reconstruction Unit (SWHRU) functions
damage to life and property was higher there than       under TAFREN and the North East Housing
in the south. Whereas the buffer zone was               Reconstruction Unit (NEHRU) operates under the

                                                              32,000. As of December, 29,640 of these housing
                                                              units have MoUs signed for. Donors also purchased
                                                              land for house construction (Gampaha and
                                                              Puttalam) without MoU process. Some 10,707 are
                                                              in various stages of construction including com-
                                                              pleted units 4,299. Due to limited or non-availabil-
                                                              ity of land to relocate displaced families, the buffer
                                                              zone was revised after consultations with the Dis-
                                                              trict Secretaries in affected areas (Phase II). This
                                                              new arrangement will shift the number of housing
                                                              units between the two programmes (see Table 3).
 Getting people back into their homes is a major
 aspect of the entire post Tsunami reconstruction             Under the donor-built housing programme some
 effort. The Government of Sri Lanka has responded            districts indicate rapid progress while in others (such
 to the loss of approximately 100,000 houses.                 as Ampara) the number of houses assigned to
                                                              donors is significantly lower than the requirement.
Ministry of Relief, Rehabilitation and Reconciliation.        In contrast, the home owner driven programme in
At the local level, focal points for coordination and         the east has registered significant progress
implementation in the respective districts are the            accounting for 60.7% of total disbursements.
District Secretaries and the Divisional Secretaries.
Coordination meetings at these levels include all             3.4.2 Home Owner Driven Programme This
donors involved in the reconstruction process and             housing programme is funded by a consortium of
the relevant agencies of the line ministries with             four donors. Under this programme, a house is
different levels of success.                                  either classified as a partially damaged house (num-
                                                              bering 32,497) or a fully damaged house (number-
3.4 Targets and Achievements                                  ing 23, 028). An estimated additional 11,000 houses
                                                              will fall within a new phase II of the home owner
Normally Sri Lanka builds nearly 50,000 houses                driven programme (see Table 3).
per year  public sector and private sector
combined. However, rebuilding the housing stock               Table 4 provides an overview on the status of dis-
damaged or destroyed together with the                        bursement of grant installments in the home owner
construction of hospitals, schools and other public           programme as of November.
buildings and other infrastructure within a short
period and in a limited area posed a challenge to             Though the first installment has been released to
the government, donors and the local construction             55,525 beneficiaries, the subsequent installments
industry.                                                     have to go through verification and approval
                                                              process. Monitoring visits and discussions with
3.4.1 Donor-built Housing Programme                           housing unit officials in the Divisional Secretariats
Table 2 indicates that the total number of housing            found that there were too few Technical Officers,
units to be built under the donor built programme is          and this situation was rectified by the temporary

 Table 2:                          Donor built housing programme
  Total Houses Damaged             Number of Units  MoUs Signed                   Number of Units  Under
   Within the Buffer Zone                                                               Construction
             32,000                                29,640                                        10,707

Source: RADA, December 2005. This table does not include the number of houses built by individuals, and private sector on
lands purchased privately. (1) From the foundation stage through completion

Table 3: Estimates of damaged housing units and status of rebuilding under respective programmes

                       Donor Driven Housing Reconstruction Programme             Home-Owner Driven Programme
                                      (Inside the Buffer Zone)                     (Outside the Buffer Zone)
 District /               No of                   No of
 Province               Damage      Housing       Units       No of Units      On      Disbursed          Housing
                         Houses    Requirement    MOU           Under         going     Amount          Requirement
                       (From DS)     Phase I      Signed      Construction    cases      (SLR)           Phase II (1)

Ampara                    24,438       7,236        3,874        1,018       16,103    887,520,000           1,099
Batticaloa                17,948       1,458        3,540          453       16,479   1,020,300,000              11
Trincomalee                8,074       3,428        4,794          771        2,837    280,970,000           1,809
Eastern Prov.             50,460      12,122       12,208        2,242       35,419   2,188,790,000          2,919
Jaffna                     5,109       3,275        2,878          733         558      42,990,000           1,276
Mullaitivu                 5,556       3,011          700             -       2,545    129,710,000                 -
Kilinochchi                 288          288           43          145            -                 -              -
Northen Prov.             10,953       6,574        3,621          878        3,103    172,700,000           1,276
Galle                     12,781       2,213        3,729        1,872        7,897    445,030,000           2,671
Matara                     7,464       1,032        2,951        1,130        4,705    458,520,000           1,727
Hambantota                 4,084       2,343        3,618        3,155        1,192     87,505,000             549
Southen Prov.             24,329       5,588       10,298        6,157       13,794    991,055,000           4,947
Colombo                    5,984       5,112          888          280           28         3,775,000          844
Kalutara                   6,124       2,179        2,357          916        3,149    250,470,000             796
Gampaha                     675          643          268          234          32          2,860,000              -
Western Prov.             12,783       7,934        3,513        1,430        3,209    257,105,000           1,640
Total                     98,525      32,218       29,640       10,707       55,525   3,609,650,000         10,782
Source: RADA, December 2005 (1) Houses affected by the recent revision of the buffer zone

release of Technical Officers from the government.          3.5 Issues, Problems and Possible Solutions
The status of 5,200 second installments in Septem-
ber 2005 was increased to 13,018 as of December             Key challenges jointly identified by stakeholders
2005 and the disbursement of the 3rd installment            are related to the sustainability of post-tsunami
has shown a progress from a 421 to 1,449.                   housing resettlement and livelihood development.
                                                            In this respect the application of guiding principles
                                                            provides a clear approach on how to achieve
                                                            sustainable housing and livelihood development for
                                                            the affected.

           Table 4:             Installments of the home owner driven programme disbursed
           Total No of    1st installment                                                 55,525
           Total No of    2nd installment                                                 13,018
           Total No of    3rd installment                                                  1,449
           Total No of    4th installment                                                    491
        *Total payment made  US $ 35 Million (Approximately) *Estimated Funding  US $ 58 Million
        Source: RADA

For Beneficiaries
 A lack of communication among beneficiaries,
   governmental and non-governmental
   organizations on the next stage of
   accommodation has been noted; there is a need
   for a concerted effort to inform people of their
 Selection criteria for the donor driven
   programme is humanitarian based and that for
   the owner driven programme is ownership
   based, therefore a policy decision needs to be
   made with regard to tenants (outside the buffer
   zone) who reside in transitional shelter.

  Box 6         Snapshots on the road to housing recovery - building better
  Umendra Janakis elder daughter, Gayathra is sweeping their new house. The other two children
  are watching television with the neighborhood kids. The house as it stands now in Beruwela is a
  far cry from the rubble left after the tsunami. We have built better, says Umendra as she shows
  us the provision to add another floor to the house and the new furniture.

  Weve just received the electricity connection and I have started taking sewing orders. I do
  bridal outfits, says Umendra showing us her sewing machine. We made the living space bigger
  by using the kitchen space also as a living area.

  The kitchen and bathroom in provincial houses are separated from the main house. Meals are
  often prepared on open wood fires. Villagers used to what they see as a very logical division have
  not been happy with the standard plans drawn up for post tsunami reconstruction that included
  attached toilets and a kitchen. As in this instance, occupants have quietly modified most of these
  housing plans to suit their needs.

  Kanthi Wirasinghe, in Godagama has not been able to pick up the pieces of her life as smoothly.
  Her close family survived the tsunami. But she and her husband, Lesley, have not been able to get
  their home-based tailoring business going again.

  Kanthi and Lesley lost their 6 bedroom house in Godagama when the tsunami struck. We are fed
  up living in this [temporary] house, we have no piped water  the water line was cut. We cant
  sleep here because of the mosquitoes and would like to move into our new house. Kanthi is
  waiting hopefully for the last installment to the housing grant to put the finishing touches to their
  new house.

  Her husband is struggling to cope with the impact of the tsunami and the recent death of his
  mother. My husband was a well respected tailor who sewed for everyone in this community. He
  did work for free for friends. Everyone came here to get outfits stitched for weddings... This
  blouse I am wearing he sewed for me, says Kanthi. He keeps asking for his mothers sewing
  machine, and cutting table, and has not been able to settle down to do work. We salvaged the table
  from the rubble and put it aside by the road, but someone stole it. He walks around the village
  aimlessly and has taken to drinking with his friends, says Kanthi.10

Buffer zone / setback standards revision                                                                  13
                                                    CHAPTER FOUR

                                        RESTORING LIVELIHOODS

4.1        Institutional Arrangements                                    Complete economic recovery before the end
                                                                          of 2006. Undertake activities such as
TAFREN is tasked with the overall coordination                            replacement and repair of assets (to replace
of all livelihoods programmes in cooperation with                         11,158 traditional fishing crafts and repair
the line ministries. About 8 ministries and 100                           another 2,435) to achieve this.
international and national organizations are involved
in livelihood restoration activities.11 This large                    4.3 Achievements
number initially made coordination difficult. Private
sector initiatives, although significant, have largely                As a result of the combined effort of the
gone unreported and unrecorded with no                                government, private sector, civil society and
coordinated information bank on the initiatives                       international community, achievements in restoring
undertaken.                                                           livelihoods are remarkable. Available information
                                                                      suggests that between 70-85% of households
4.2 Targets                                                           affected by the tsunami have regained their main
                                                                      source of income as of November 2005.14 On the
     Restoration of livelihood of 150,000 persons1 2
                                                                      other hand, at least 15% of the tsunami affected is
      (50% 13 employed in the fisheries sector,
                                                                      living off an income (foreign remittances,
      between 4-5% in agriculture, and the remaining
                                                                      government welfare) or from temporary relief
      45% in tourism related services, small business
                                                                      work, not necessarily an income earned through
                                                                      regular work. The percentage of persons living off
      *UDSK  7UDQVLWLRQ IURP FDVK WUDQVIHUV DQG FDVKIRU           other sources is presumably higher in areas with
                                                                      lower economic activity.
            Income and asset        Cash for work
                transfers                                             4.3.1 Cash grants Over 250,000 households
                                                         Economic     received the first two instalments of a SLR 5,000
                                                                      cash grant, supplementing the Rs. 375 per person
                                                                      per week food-ration program. After an assessment
                                                                      showed inclusion of non-affected families in the
                                                                      order of 25%, closer targeting reduced the number
                                                                      of recipients to 165,000 for the third payment. The
                                                                      fourth round is ongoing.
         Source: Rapid                              06
         Income Recovery
                                                                      4.3.2 Cash for work INGOs, through local NGOs
                                                                      and community based organizations, conducted
      and trading, public sector and self-
                                                                      cash-for-work programs that were estimated at
                                                                      more than Rs 700 million. An additional Rs 350
                                                                      million is planned, shifting from the initial focus on
     Progressive phasing out of cash grants and food
                                                                      clearing debris to road and irrigation infrastructure
      assistance (see relief section), cash for work
                                                                      rehabilitation. Approximately 80-85% of the funds
      programmes, and microfinance.
                                                                      are spent in wages and the balance for tools and

                                                         as banks are reluctant to relax their collateral
                                                         requirements, and affected business within the
                                                         buffer zone are hit especially hard.

                                                         National Development Trust Fund (NDTF)
                                                         Scheme. This concessionary loan scheme is
                                                         targeted exclusively at damaged micro enterprises
                                                         in the affected areas. The NDTF works with 52
                                                         partner organizations islandwide.15 About Rs. 700
                                                         million (US $ 7million) is available for immediate
                                                         disbursement. As of October 2005, some 5,570 loans
  Ensuring continuity of service and support for         had been disbursed.
  customers, while maintaining its visibility after
  disaster event is absolutely vital for any business.   Other schemes. In addition to the above mentioned
  The tsunami reduced this couples home and             loan schemes over 40 bilateral, international NGOs
  restaurant to rubble, but within a week they were      and private banks operate microfinance schemes.
  back in business thanks to cash grants and
  determination to support their childrens education.   4.4 Achievements: A Sectoral Look at
                                                         Restoring Livelihoods

                                                         4.4.1 Fisheries Sector Approximately 75% of the
4.3.3 Financing the Recovery of Micro, Small             fishing fleet were damaged or destroyed by the
and Medium Enterprises The main instrument               tsunami with almost 5,000 fishermen losing their
used by the government for promoting enterprise          lives.16 Projects funded by international actors to
                                                         support recovery include a large variety of

Table 5::                      Number of Boats Repaired & Replaced
Boat Type                Destroyed     Damaged        Total     Replaced      Repaired          All Recov.
Multi-day boats              187          676          863          0            791          791 (92%)
One day boats                276          783         1059          1            794          811 (77%)
FRP boats                   4480         3211         7691        3722          4065          7787 (101%)
Traditional crafts         11158         2435        13593        8443          3523          11966 (88%)
Beach seine crafts           818          161          979         211            90          301 (31%)
                          16919          7266        24185       12393         9263           21656

                                                         activities17. About 90% of the crafts have been
recovery is concessionary loans for micro, small         restored (FAO, October 2005), and the fisheries
and medium enterprises (MSMEs).                          industry, which comprised 2% of the total GDP in
                                                         200318, is gradually recovering.
Central Bank of Sri Lanka (CBSL) Susahana
Scheme This concessionary loan scheme for                4.4.2 Agriculture Sector Approximately 8,000
restarting livelihoods is implemented by the CBSL        persons with agriculture-based livelihoods lost their
through participating financial institutions (PFIs)      main sources of income, but many other peoples
which include all licensed specialized banks, licensed   agriculture-related livelihoods both full-time and
commercial banks, registered leasing companies,          seasonal were affected due to the loss of home
and registered finance companies recognized by           gardens and livestock. Activities so far have
the CBSL. The scheme has disbursed                       consisted mainly of provision of emergency inputs
approximately Rs. 3.6 billion (US $ 36 million) to       to help farmers resume their agricultural activities.
date (end September 2005) to 8,000 borrowers in          It is worth noting that this sector was not included
the tsunami-affected areas. But reports from the         in the needs assessment. Consultations undertaken
ground show that many businesses cannot apply,

by the Human Rights Commission (HRC) revealed             guesthouses.22 Furthermore, a number of smaller
that insufficient attention has been paid to this         businesses that rely on the tourism industry such
sector in the initial months.                             as souvenir shops, batik shops, water sports and
4.4.3 Tourism Sector The tourism industry19 has           gem/jewellery shops were destroyed.
benefited from a significant recovery since the           Approximately 210 enterprises were destroyed; 190
signing of the Ceasefire Agreement in 2002, moving        of them were not registered with the tourist board,

   Box 7                          Boatyards support local economic recovery
   The development of boatyards which provide both primary and
   secondary support to the local economy has allowed many families
   to obtain a fiscal gain. Employment of women who have become
   the primary income generator for their family unit has been a
   focus at some boatyards in the north and east. Women have been
   provided with training and employment. Some have become the
   primary source of income for the family as they make boats.
   These boats are in turn provided to fisherman, through grants or
   small loans, they have then been able to resume their fishing
   business. Parents have been able to resume, or start, to work
   knowing that children are also able to continue their education through temporary schools and preschools.
   After school care has been jointly provided by various agencies with child protection and development in

from 337,000 visitors in 2001 to 566,000 in 2004.         which affects their ability to raise funds for
To date, only 11 of the 53 tsunami-damaged hotels         reconstruction.
are still closed and 11,815 rooms (compared with
13,001 rooms in 2004) in 203 tourist hotels are in        4.4.4 Capacity Building Innovative cluster-based
operation in Sri Lanka20. In the first nine months of     livelihoods approaches have been formulated by a
this year, 406,000 tourists arrived in Sri Lanka, an      number of organizations and various commercial
increase of 8% over the same period last year             chambers.
                                                          4.5 Issues and Possible Solutions
However, it is still premature to say that the tourism
sector has fully recovered. First, trends are not solid   4.5.1 Overarching sector issues
enough. Second, earnings per tourist have                  Unavailability of Baseline information on
decreased by 10% due to discounts given by the                projects undertaken by both the I/NGO and
hotel industry and the changing demographic profile           private sector
of tourists. Third, these figures do not reflect the       List of beneficiaries and identification
complexity of the tourism sector (in particular the           cards. Greater communication and clarity is
informal sector). Whereas hotels and guesthouses              needed on eligibility and criteria
have tried to keep on their full-time employees            Consultative process. Fair targeting with
(albeit on reduced pay) or transfer them to other             transparency, clear direction, and community
hotels, the informal sector linked to tourism does            involvement to ensure that livelihood programs
not have such a mechanism.                                    reach the most appropriate families
                                                           Decision making. Lines of responsibility and
The government anticipates that all of the 53 large           authority are not clear.
hotels damaged by the tsunami will be repaired by          Improved local planning. A consultative,
December 2007 (financed largely by the private                planned approach would improve efficiency in
sector). With respect to small hotels and                     the livelihood recovery process especially with
guesthouses, recovery is more complex to measure              respect to supply and demand issues23.
recovery among the 240 known to-be-damaged

Specific issues and solutions                            Replacement of multi-day boats, accounting
 The cash grant programme has in some cases              for 30% of fisheries sector output, is critically
     created disincentives for seeking permanent          important. Government introduced a part grant/
     employment.                                          part Susahana scheme for 87 (out of the
 When the cash grant programme is replaced               destroyed 198) boats in August 2005 financed
     with cash for work, it would be important to         by the treasury and international support.
     ensure that vulnerable groups are absorbed          Coordination amongst the multitude of NGOs
     into the regular safety nets such as Samurdhi.       and other agencies remains an area for further
 Cash for work activities needs to be planned            improvement.
     in accordance with supply, demand and               A recovery assessment to study the impact of
     pricing issues within the construction sector        activities done so far and identify gaps should
     in order to avoid exacerbating already-              be conducted by the end of 2005.
     existing wage problems.
 Cash-for-work schemes increasingly should           Tourism Sector
     be integrated into the sector programs, such      Business operations previously not licensed by
     as rural roads programs, which also will            the Sri Lankan Tourist Board, hence not in the
     provide significant employment in the near          mainstream, claimed that they had difficulties
     future.                                             accessing Susahana loans through normal
 SME/Micro Finance. Key issues include: (i)             banking channels. A national special committee
     uneven regional distribution- 75% of                to screen all such cases and to grant certificates
     Susahana scheme disbursements are in the            on case-by-case basis has been set-up.
     south and west while the NDTF scheme has          Slow recovery might seriously tax the survival
     40% of its funds going to the north and east        mechanism of smaller guesthouses. Larger
     and 60% to the south. Needs assessment              hotels are affected too. With respect to large
     identified far larger reconstruction needs for      hotels, the related informal services industries
     the tourism industry in the southern regions        suffer, ranging from souvenir shops (and those
     of the country, (with housing and                   that produce handicraft for them) to tour
     infrastructure being far more severely              guides, to transport and diving shops.
     affected in the east), which might account
     for the seeming bias towards the south; (ii)     Private Sector Capacity Building
     there is a considerable number of                 Initiatives initially were uncoordinated and at
     entrepreneurs that have no access to credit          times competing for the same source of
     (be it because of lack of collateral, proven         funding. While Chambers of Commerce should
     bad track record of repayments or situated           not try to replicate the work of microfinance
     in the buffer zone); (iii) very few new              institutions, they can play a critical role in
     customers were reached by the subsidized             identifying affected entrepreneurs who are not
     schemes; and, (iv) the leisure industry              covered by existing schemes and help them
     continues to lag behind though efforts are           get back on track.
     being made to address this issue.

Fisheries Sector
 Low supply capacity of spare parts to repair
    inboard engines, fishing nets and accessories
    leading to considerable delivery delays and
    preventing resumption of fishing or forcing
    fishers to fish at low capacity.
 Numbers replaced and repaired for certain
    categories of crafts seem to be higher than
    the numbers damaged and destroyed.

                                         CHAPTER FIVE

5.1 HEALTH                                                  Provision of essential medical supplies and
                                                             drugs, strengthening the cold chain, and
The displacement of thousands of survivors from              ensuring mobility for medical teams and health
their homes, coupled with lack of safe water and             personnel.
sanitation, made tsunami-affected areas vulnerable          Health protection and disease prevention of
to the spread of communicable disease. The health            over 500,000 IDPs.
infrastructure was largely disrupted, with 97 health        Addressing the mental health and psycho-social
clinics and hospitals completely or partially                needs of the affected communities.
damaged by the disaster. After the relief-stage             Developing an early warning system and
activities led by the Ministry of Health and its             disaster management unit in MoH.
development partners, other priorities were to attend
to the immediate health needs of affected                5.1.3 Achievements
populations by distributing essential medical, shelter
and other supplies. The medium and long-term                No outbreak of water borne diseases and other
objectives are to restore and improve the basic              related disorders or dengue or malaria.
health and nutrition services and interventions and         Not a single child died due to tsunami-related
to address mental health and psychological needs             disease or displacement, and deaths due to
of the population. The health practices and                  communicable disease were no higher than
knowledge of the people contributed to reduce                normal.
health risks.                                               Supply of over 90,000 mosquito nets, 10,000
                                                             malaria rapid diagnostic kits and over 100,000
5.1.1 Institutional Arrangements                             tablets, emergency kits and first-aid kits, first
                                                             aid training, over 100,000 chlorine tablets, 500
The Ministry of Health initially established a 24-           chlorine testing kits, 30 bacteriological testing
hour tsunami operation cell in each district,                kits and 900 sanitation kits in 10 tsunami-
organized special committees, teams and working              affected districts. 384,885 children between 6-
groups to oversee the distribution of medical                months to 5-years of age received vitamin A
donations and supplies, treat the injured and deploy         mega dose supplementation.
medical teams. Coordination also occurred at the            19 vehicles were lost or destroyed; 48 vehicles
central level with regular meetings between all              were given. Further, 10 Mother and Child
health partners.                                             (MCH) clinics and 1 Central Dispensary were
                                                             completed. 8 projects have begun construction.
All resources were mobilized for relief medical             MoUs were signed with 45 organizations for
assistance and rehabilitation, augmented by                  rehabilitation of 97 damaged institutions and
international assistance, community-based                    more than 100 non-damaged health care
organizations and faith-based organizations.                 institutions were identified for improvement.
Psycho-social and mental health interventions               Production of a draft national health sector
occurred, as well as relevant capacity building              emergency preparedness plan, revised mental
programmes.                                                  health policy and action plan approved by the
                                                             Cabinet, a national nutrition policy submitted
5.1.2 Targets                                                for Cabinet approval, establishment of clear
 Restoration of all services and construction or            guidelines on infant and young child feeding
    renovation of 97 damaged health facilities.              and revised breast feeding policy, and the

     national code of marketing for breast milk             resources, including revising recruitment
     substitute.                                            policies.
    Over 500 community support officers in all 13         Logistics and Distribution. Medical Supply
     districts trained to address mental health needs       Division of MoH and other related
     in the affected population. Responding to              institutions should be trained to cope with
     gender-based violence (GBV), 27 womens                logistical demands during disaster and
     centers were set up in four districts to               recovery.
     strengthen local coping mechanisms.                   Monitoring of IDPs Health and Quality of
    Hospital Information System/Multi Disease              Life. Although basic services are present in
     Surveillance (HIS/MDS) is now operational in           most transitional shelter sites, actual
     four district hospitals. Additionally, the MoH         standards of access and quality are uncertain
     set up a web site with tsunami health                  and IDPs remain highly vulnerable.
     information and statistics.                           Sustainability of services, including
                                                            financial sustainability. Increased
5.1.4 Future Plans                                          consultation and participatory planning of the
                                                            affected populations at all levels is necessary
Future plans include complete rehabilitation of the         for sustainability.
physical infrastructure, further strengthening health
services and prevention programs, and empowering        5.2. EDUCATION
communities towards more active participation in
maintaining their own health, improving human           5.2.1 Background Equal access to free education
resources for health development, and management        is a priority in Sri Lanka, particularly among the
and improving health financing, mobilization and        poorer strata of the population where education is
allocation of resources24.                              seen as a key to achieving social mobility. The
                                                        tsunami had a devastating impact on the education
5.1.5 Issues and Possible Solutions                     sector - the waves leveled or damaged 182 schools,
                                                        directly affecting 100,000 children; a further 446
    Coordination. Coordination of health activities    schools used as camps for tsunami-displaced
     at all levels between all health partners should   populations that affected a further 100,000 children
     be improved.                                       require upgrading and rehabilitation. The loss of a
    Sphere standards. It is vital that Standards-      large number of students, teachers and other
     Based programming with Sphere Standards25          educational personnel created a deep psychological
     is developed and communicated to all               impact and void, worsened by the personal loss of
     stakeholders.                                      many tsunami survivors and the damage sustained
    Construction and Rehabilitation of Health          to infrastructure and equipment.
     facilities. Land issues, time constraints,
     building standards and geographically needs-       The Ministry of Education (MoE) envisages building
     based construction complicate construction         child-friendly schools and creating an environment
     and rehabilitation activities. Regular dialogue    that prioritises psychological comfort and safety of
     between stakeholders is necessary to resolve       students, parents and teachers so that some 200,000
     these issues.                                      children are quickly back to learning. The MoE has
    Emergency Preparedness System and                  requested the support of numerous donors,
     Plan. Capacity should be at national, local        international and local NGOs to meet this goal in
     and community level.                               line with standards and guidelines that outline the
    Human Resources Shortages. Severe                  need to design a school for the future.
     shortages are reported of specialist doctors,
     medical teachers, nursing and para-medical         5.2.2 Institutional Arrangements To meet the
     tutors and paramedics. Solutions include           urgent requirements of the entire system with speed
     support and development of staff and               and precision, and ensure children were back at
                                                        school as quickly as possible, the MoE formed a

Technical Sub-committee (TSC) of the National               2. Provide a staggered approach to the
Monitoring Unit (NMU) on School Reconstruction                 reopening of schools housing displaced
and Relief comprising representatives of the MoE               families.
and the private sector. The MoE assumed the lead
role and TAFREN, as lead agent in the overall          5.2.4 Achievements
reconstruction process, was invited as an observer.
                                                       Immediate emergency activities included
Working Committees (WC) were planned for each          distribution of school supplies (school-in-a-box
of the 18 affected zones, headed by the Zonal          kits, recreation kits, school uniforms, text books,
Directors of Education (ZDEs) and represented          school bags, furniture), nutrition programmes,
by the District Secretarys office, District           cleaning of schools, providing psychosocial
Coordinators office, Divisional Secretaries and two    support, and planning for the reconstruction/
nominated community representatives. However,          recovery phase (temporary teaching facilities,
most WCs were not formed and there was a lack          identification of land). Over 95% of school-aged
of interest in the process that delayed the planned

     Table 6:                      Education sector recovery: Targets 2005  2007

    Overall Target                                               Target             Target        Target
                                                                  2005               2006          2007
    Reconstruct 182 fully/ partially damaged schools               10                 124            48
    Relocate 94 schools                                    93(land identified)          -             -
    Upgrade 446 schools used as IDP camps                          12                 434             -
    Rehabilitate 15 vocational training centres                     1                  14
    Rehabilitate 4 universities                                                         4

needs assessment. The eventual assessment was          children in tsunami-affected areas have now
provided to donors two months after the scheduled      returned to school.
date, and even then the accuracy of information
was questionable due to the random data collection Psychosocial support through
methods used. At this point the MoE and TSC/           Education A plan has been developed for
NMU recognized that the only way to handle such        mainstreaming psychosocial care into the education
a substantial task of coordination was to set up a     system and the MoE has drawn up guidelines for
dedicated monitoring unit. The Tsunami Education       donors engaged in psychosocial activity to ensure
Rehabilitation Monitoring (TERM) Trust, a local        a coherent approach across tsunami-affected areas.
NGO, was created specifically for this purpose and     Children and teachers were provided with activities
a MoU was signed between TERM and the MoE              and tools, including recreation kits, to help begin
to formalize this arrangement for a period of two      the recovery process. Assessments have been
years.                                                 conducted to identify the number of psychologically
                                                       affected students in schools.
5.2.3 Targets
                                              Reconstruction of school buildings
The MoE and its key partners identified two            Currently some 30 donors are involved in rebuilding
priorities for the initial emergency response:         and reconstruction. MoUs have been signed for all
    1. Support the Government of Sri Lanka in          but two of the 182 partially and fully-damaged
         the return to learning of up to 200,000       schools. The MoE has adopted a child-friendly
         children                                      school design as the standard for the construction/
                                                       rehabilitation of tsunami affected schools.

     Box 8       Providing a helping hand
     S. Subatheepan is team leader for a group of
     volunteers involved in providing psychosocial
     support to tsunami affected families in a
     temporary camp in Karaitivu in Ampara district.
     Subatheepan is typical of hundreds of
     volunteers across the country trying to help
     people cope with the traumatic psychological
     effects of the tsunami.

     After the tsunami, I met children who didnt
     want to play or go to school. They just stood
     apart from the rest. We came here every week, started speaking to them and involved them in
     games, art work and dance classes. A year on and the difference is evident. Now, the same
     children are back at school and playing together. Their fear seems to have gone away and we see
     that as a major victory, explains Subatheepan.

     Subatheepans personal experience helps him to understand the problems and trauma that others
     face. He uses that knowledge to find the best way to help them. I lost my mother in the tsunami,
     this has helped me to understand other peoples grief, he says. His loss makes him more determined
     to help the thousands of others like him who have lost family members. The pleasure I get from
     seeing the positive effects of our work helps to ease the pain of my own loss.

     Psychosocial support is not an attempt at providing a substitute for professional psychiatric help. It
     serves as a means for trained volunteers to help create an environment where people can slowly
     return to normalcy and their daily routines. Psychosocial support could mean simply sharing
     someones concerns or bringing laughter back into a childs life through a game. It could also mean
     basic support such as providing a widow with a handloom to generate a small income or helping a
     beneficiary fill in forms to secure their entitlement to government assistance. 26

Architectural and master plans have been approved        teacher training programmes, and pursuing the idea
for 92 schools so far. The MoE expects that within       of twinning schools with appropriate overseas
the month of December 2005 master plans will be          educational institutes.
received for all damaged schools. Construction of
18 schools has started.                                  5.2.6 Issues, Problems and Possible Solutions
                                                         While attendance in tsunami-affected schools now
5.2.5 Future Plans Future plans for the transitional     stands at around 95 per cent, evidence suggests
phase27 now focus on:                                    that some children are dropping out of school during
 Return to learning of remaining children not in        the day in order to work. Some families are reluctant
     school                                              to send their children to damaged or temporary
 Improving school attendance                            school environments or to attend schools that may
 Reconstruction of schools                              not have been damaged, but are not receiving vital
 Streamlining psychosocial support within the           supplies. Other families have moved out of the local
     education system                                    area altogether. Teacher attendance is also an issue
 Effective coordination of various stakeholders         with some areas reporting attendance at less than
 Building capacities of MoE                             75 per cent.

Other plans include provision of computers and           Donor commitment, financial and otherwise, has
related improvement of IT skills development,            created an opportunity to utilize available resources

to improve the school system through the                electricity and proper water supply facilities are
introduction of the Child Friendly School criteria,     inadequate and not easily provided within a short
to increase the capacity of human resources             period of time.
engaged in education sector and to improve the
quality of the education system.                        De-mining reports for the un-cleared areas 28:
                                                        In un-cleared areas reconstruction is constrained
Land identification and acquisition:                    by delays in obtaining de-mining certificates
Reconstruction was delayed due to the scarcity of       required for reconstruction work.
land and problems in identifying appropriate
relocation sites. The result of these land issues has   Finding Donors: A major problem is to find
been a delay in planning and withdrawal of support      donors for rehabilitation of the remaining 193
by some donors.                                         affected schools and reconstruction of four
                                                        damaged schools.
Coordination: Proper coordination and
communication is needed between donors, school          5.3 Protection
principals, and zonal directors in order to supply
adequate relief items to the schools.                   It was immediately clear that the affected children
                                                        in particular urgently needed protection. The
Unavailability of adequate infrastructure               protection response focused on three main issue
facility: In the North and East, access roads,          areas:

 Box 9         Finding fit carers for tsunami orphans
 Sitting in their garden, Parashakthi holds a protective arm around
 her niece Vithusa, 8. The girl holds onto her aunts leg. With
 no other way to contact family when the tsunami hit,
 Parashakthi immediately left her home in Trincomalee, travelling
 south to Batticaloa to find her sister-in-law, Vithusas mother.
 Vithusa was the familys only known survivor. She survived
 by holding onto a TV antenna and was rescued by friends.

 When Parashakthi, a mother of five grown children, found
 Vithusa, there was no doubt in her mind that she would bring
 the girl back to live with her. Since all my family has already
 grown up, taking Vithusa is no burden. Other people have been
 asking to take her too, but she needs to be with our family, we
 didnt want her going away. She has settled in well. She doesnt ask for anyone, and shes doing
 well at school.

 Parashakthis home is modest and her husband earns a low wage, so bringing Vithusa home has
 been a slight financial burden. The family receives support however through the Sri Lankan
 Governments Fit Persons Scheme  a project established by the Department of Probation and
 Child Care Services before the tsunami.

 Under this scheme, suitable foster parents are identified and nominated by probation officers. After
 receiving approval from a magistrate, they are eligible to receive Rs. 500 (US$5) a month for each
 child fostered.

 Families participating in the Fit Persons Scheme receive regular monitoring and support by trained
 local Child Protection Officers. Following the tsunami more than 200 children in the Trincomalee
 district have been kept out of institutions and placed with carers through the Fit Persons Scheme.29

                                                        after every opportunity to locate family members
        Identifying and supporting separated and       had been exhausted.
         unaccompanied children and single
         headed households
        Preventing abuse including sexual and          Protection and Prevention Community-based
         gender based violence and exploitation         approaches were successfully adopted, and
         and neglect of children and women,             institutionalization of children in orphanages was
         focusing particularly on IDP camps/sites       avoided in almost all cases. More than half of the
         in the emergency phase                         children who lost both parents in the tsunami or as
        Monitoring laws, policies and practices        a result of the conflict and were affected by the
         relating to tsunami displacement to            tsunami have been processed for fostering by
         prevent discrimination and other human         magistrates through the Department of Probation
         rights violations                              and Child Care.

5.3.1 Institutional Arrangements                        A number of initiatives were undertaken by key
                                                        protection agencies to protect and prevent abuse
The responsible government institutions                and violence against children and women. They
Department for Probation and Child Care, and the        raised awareness about the heightened potential
National Child Protection Authority (NCPA)  in         for abuses against children and women (distribution
cooperation with the relevant UN agencies and           of leaflets etc.). Other initiatives included data
other INGOs made arrangements for providing             collection on the needs and concerns of women in
support to the affected children.                       the camps and in transitional centers, tracking and
                                                        documenting of any discrepancies in the post
5.3.2 Targets                                           tsunami relief to women and any incidences of
                                                        human rights violations, popular media programmes,
The target group consisted of 979 children              gender task forces at the district level to raise
orphaned, 3,954 children without one of their           protection issues and make recommendations to
parents30 in addition to some 615 children who had      the relevant authorities, and advocacy groups.
lost both their parents previously, and another 2,121
                                                        Recovery of Lost Documentation Several legal
children who were in one parent families. The aim
                                                        clinics were conducted in all tsunami affected
was to identify and register unaccompanied and
                                                        areas, where individuals were provided with
separated children to reunite them with parents,
                                                        certified copies, or new documentation, such as
siblings, extended families or home communities in
                                                        Identity Cards, birth certificates, marriage
order to ensure that these children remain in safe
                                                        certificates, and other personal documentation. So
environments, protected from violence, exploitation
                                                        far over 120,000 documents have been issued.
and abuse.
                                                        Legal Aid and Mediation Efforts Several
5.3.3 Achievements
                                                        international agencies, as well as the Ministry of
Identification and Registration Probation
                                                        Justice and Constitutional Affairs set up structures
officers evaluated 6,538 affected children (12
                                                        to assist tsunami victims with free legal aid. In
unaccompanied, 1,539 separated, and 4,987 children
                                                        addition, a new law was passed in May 2005 to set
who had lost one parent from the tsunami, conflict
                                                        up a Special Mediation Boards to assist survivors
or for other reasons). Gift packs, bicycles and
                                                        to resolve disputes without having to resort to
family kits of basic household necessities were
                                                        expensive and prolonged court procedures.
given and allowances were paid. The task of
identification and registration of unaccompanied and
                                                        Tsunami Bill A special Tsunami Bill regarding
separated children31 was successfully completed.
                                                        the care and custody of children and young persons
Options including adoption, fostering, or, as a last
                                                        who were orphaned or left with a single parent
resort, a home for children were considered only
                                                        was brought before Parliament. The Tsunami

(Special Provisions) Act came into operation on 13       agencies and NGOs. The DRMU held public
June 2005. However, there were a number of               meetings in affected districts, as well as a program
challenges in making the Tsunami Bill operational.       of more than 1,100 Peoples Consultations.

Disaster Relief Monitoring Unit A DMRU was               5.3.4 Future Plans
established by the Human Rights Commission to
monitor laws, policies and practices relating to         Over the next two years, the Ministry of Social
tsunami displacement to prevent discrimination and       Welfare will seek international assistance to
other human rights violations. By October 2005,          develop 60 social development centres in tsunami
the unit had received and acted upon more than           affected areas  divisional-level hubs that house
19,000 complaints from affected persons. This            child protection officials in one central location.
initiative also helped to bring a rights-based           Capacity-building opportunities including critical
perspective to reconstruction and recovery               skills such as database management, information-
planning, engaging in regular dialogue on policy         sharing and basic computer literacy  will be
issues with senior government officials, international   provided through the centres.

                                           CHAPTER SIX

6.1 Impact                                               the executing agency and a government authority
                                                         or government owned corporation as the
The tsunami further damaged coastal infrastructure       implementing agency.
that was already in a seriously debilitated condition
due to the recent conflict, maintenance neglect, lack    Sri Lanka Railways (SLR) is responsible for the
of development investment and the effects of high        operation and maintenance of all railway lines in
rainfall and flooding in recent years.                   Sri Lanka. Significant refurbishment projects are
                                                         carried out by outside contractors, under the
Specific impacts on the coastal infrastructure           supervision of SLR.
      Roads Erosion damage occurred on                  Electrical Power management, generation,
        sections of the coastal highway network          transmission and distribution is under the authority
        and a number of bridges were damaged             of the Ceylon Electricity Board (CEB).
        or completely washed away. A total length
        of approximately 800 kms of national road        Water Supply and Sanitation National Water
        was damaged together with about 1500             Supply and Drainage Board (NWSDB) is the
        kms of provincial and local government           responsible agency. At the district level, the Deputy
        roads.                                           Provincial Director of Health Services (DPDHS)
      Railways Sections of track work, bridges,         and Medical Officer for Health (MOH) are
        signaling and communications systems,            responsible for providing sanitation services in each
        buildings and some rolling stock were            district, working with Divisional Secretary (DS)
        severely damaged on the 160km long               offices and Municipal / Urban Councils.
        coastline between Colombo and Matara.
      Electricity The electricity distribution          Ports are the overall responsibility of the Ministry
        system and service connections suffered          of Ports and Aviation  Ports & Harbours with the
        damage throughout the tsunami-affected           Sri Lanka Ports Authority (SLPA) as the
        areas.                                           implementing agent.
      Water Supply and Sanitation Potable
        water treatment and reticulation systems         6.3 Targets
        suffered damage, and local supply systems,
        mainly ground water sourced, suffered            The Government of Sri Lanka recognizes that more
        damage and salt water intrusion.                 thorough and permanent infrastructure rebuilding
      Ports Facilities and vessels were damaged         measures form a vital part of the tsunami-recovery
        at the ports of Galle, Trincomalee,              process. Immediate targets have been to
        Kankasanthurai and Point Pedro (Jaffna),         temporarily and quickly restore services, wherever
        and the perimeter wall and some                  affected, and to provide services to transit camps
        equipment was damaged at the Oluwil Port         and sites for transitional shelter. This will be followed
        Training Centre.                                 by restoration of all services to pre-tsunami levels
                                                         and the servicing of sites for permanent shelter.
6.2 Institutional Arrangements

Institutional arrangements for infrastructure are well
defined in Sri Lanka and involve a line ministry as

 The specific targets for each infrastructure sector     Ports The ports of Galle, Trincomalee,
are:                                                     Kankasanthurai, and Point Pedro, together with the
                                                         Oluwil Port Training Centre are in need of
Roads: Over 1000 km of national roads, together          significant improvements, partly as a result of
with 1500 km of provincial roads and unclassified        tsunami damage, but mostly due to years of conflict
local government and municipal roads are targeted        and neglect. These improvements involve
for rebuilding and rehabilitation. The cost is           equipment, vessels, buildings and structure such as
estimated at US$ 317 million for the national roads      breakwaters. The Ministry aims to carry out the
and US$ 39 million for the provincial and local          required repairs/replacements by June 2006.
government roads. Financing needs have been met
through pre-tsunami grants and loans savings from        6.4 Achievements
ongoing projects, and new grants and soft loans.
                                                         Emergency water and electricity supplies to the
Railways The total cost of damage to rolling stock       affected areas was restored a few days after the
is estimated at Rs.175 million, Rs.360 million for       tsunami. Wells have been cleaned, and transitional
tracks and bridges, Rs.900 million for the signal        shelter where feasible connected; work has begun
and communications network and SLR 50 million            to restore water services to pre-tsunami levels. The
for the staff quarters. In the East, a desired upgrade   coastal railway services resumed on 21 February,
of the Batticaloa-Valaichchenai line is estimated to     with tracks and bridges repaired. The track was
cost Rs.2,400 million.                                   reconstructed on newly built embankments and the
                                                         signal system reinstalled. The complex preparatory
Electricity CEB has set itself the goal of restoring     work for the rehabilitation of roads, involving many
electricity supply to all tsunami-affected areas.        development partners, has been completed and is
Under the Sri Lanka Tsunami Affected Areas              one of the key showcases for government-donor
Recovery and Takeoff (STAART) project, the              coordination. Improving on the emergency repairs
CEB aims to provide electricity to 23,000 tsunami-       of bridges and the worst roads carried out
affected homes in 2005, in addition to rehabilitating    immediately after the tsunami, began mid 2005.
the damaged electrical network and replacing             Rehabilitation of the Kalutara to Matara road
damaged buildings and other assets.                      started in October 2005. Foreign assistance for over
                                                         US $ 350 million has been successfully negotiated,
Water Supply and Sanitation With an overall goal         and the ground is prepared for construction work
of providing sufficient and sustainable water supply     to start by early 2006. Temporary repairs have been
and sanitation services to the tsunami-affected          carried out in Galle and Trincomalee ports to bring
areas, targets spread over three phases were             both back into operation. Work is underway in
identified:                                              Oluwil to repair the damaged perimeter wall and
                                                         equipment, with completion expected by early 2006.
  Phase 1- Emergency repairs
  Phase 2- Restore services to pre-tsunami levels        6.5 Issues and Possible Solutions
  Phase 3-Expand service capacity to meet
  medium-term needs                                      The national construction industry does not have
                                                         the number of contractors, equipment, skilled
With the above strategy in mind, the governments        workforce, modern management practice and
estimate for the overall cost of rebuilding water        access to finance needed to maintain the required
supply and sanitation facilities following the tsunami   speed of the entirety of tsunami reconstruction
was US$ 201 million. Of this, approximately US$          work. The government plans to solve this by
36 million was for direct tsunami damage, while          engaging large-scale contractors through
the balance is to build back better. Current donor     international bidding and teaming up with and
commitments amount to Rs. 16.5 billion, leaving          providing on the job training to local contractors.
about Rs. 6.8 billion unfunded.                          Community-based organizations and small
                                                         contractors should be trained in labor-based

construction skills to (i) reduce pressure on          The capacity of government implementing agencies
contractors and (ii) improve the quality of roads      is stretched and will probably be overstretched once
and other infrastructure projects implemented under    all projects start, unless a significant capacity
cash for work schemes by NGOs that often have          building program takes place. Effective coordination
no experience in road reconstruction.                  mechanism to facilitate the partners in housing
                                                       schemes, and among water/electricity and road
The spiraling cost of construction material even       restoration at all levels of government (central,
before the peak of tsunami reconstruction (expected    province, district and local) has not yet been created.
in 2006/2007) is a reason for concern. A shortage      This is crucial to ensure that new housing schemes
of sand (even pre-tsunami) and crushed aggregate       have access to roads, electricity and water, and
increases the risk of illegal (and environmentally     the transitional shelters are also fully provided for
damaging) sand mining in rivers and seashores.         with facilities.
Procedures for rapidly awarding quarrying licenses
while paying due regard to environmental               In the water sector, other than general
safeguards will be important. Contractors are          infrastructure challenges, several particular
reluctant to work in the north and east and in areas   problems were identified including sustainable
under LTTE-control that further increases              maintenance of water/gully bowsers and packaged
reconstruction costs. Given the shortage of rock in    water treatment plants; securing local counterpart
Jaffna and the Vanni, arrangements must be             funding; commencement of sanitation studies and
developed to allow construction materials to transit   development of sewerage for new settlements;
through Government-LTTE checkpoints free of            further improvement of hygiene practice; and
taxes and of the need to unload, search, and reload.   strengthening significantly the sanitation sector,
                                                       particulary in IDP camps.

                                      CHAPTER SEVEN

                CROSS-CUTTING ISSUES:

7.1 Capacity Building                                  requirements in an unusual implementation
                                                       environment, the general anxiety over
Sri Lanka has had the experience of dealing with       accountability to the donor public on money raised
natural disasters such as floods, landslides and       for tsunami emergency, burn rates or the need to
occasional cyclones. The tsunami took everyone         spend funds quickly, the generic approach adopted
by surprise, and in the aftermath elucidated           and informed by international agencies and actors,
weaknesses in the countrys response management        lack of decentralization in decision making, the rapid
capacity. Post-tsunami management poses huge           expansion of INGOs, the lack of experience among
challenges that underscored the need to pay            local NGO staff, and competition between INGOs
attention to the issue of capacity building.           and local NGOs resulting in local communities and
                                                       peoples organizations being negatively affected.
Two major fronts need to be mentioned:
 The need to strengthen the participatory             7.1.3 Capacity Issues in the Private Sector A
   approaches to deal with the affected                limited understanding of disaster response and
   communities                                         social development issues and a lack of regular
 The need to further improve utilization of           coordination between private sector and
   foreign assistance                                  government agencies and other players were the
                                                       key issues identified. Ensuring representation of the
Traditionally in Sri Lanka, absorption capacity of     District and Regional Chambers of Commerce in
foreign funds has been slow. While action is being     the disaster management committee, analyses of
taken to improve aid coordination, further progress    livelihood options, conducting feasibility studies,
in this effort including the coordination and          creating markets and other activities in which they
monitoring of NGO programmes is needed.                have a clear comparative advantage is suggested.
                                                       Fiscal and tax incentives available to the private
7.1.1 Capacity Issues within Government                sector need to be disseminated more widely to
Agencies Areas requiring attention include: lines      encourage the sector to be more actively involved
of authority, delegation and devolution, training,     in the tsunami-recovery process.
communication, coordination, power imbalances,
lack of clarity in policy directives, community        7.1.4 Capacity Issues at the Community Level
consultation, guiding principle of subsidiarity, use   Effective response and recovery depends on how
of indigenous knowledge and peoples participation,    well communities (as claim holders) on the ground
information management systems, attention on legal     internalize and exercise their rights and
and judicial aspects, and awareness raising.           responsabilities. A mechanism to ensure effective
Capacity building for the government at central and    and inclusive aid delivery, reconstruction and
local levels (strengthening the district secretariat   development should aim at empowering
with about 250 additional professional staff) is       communities in guaranteeing bottom up
underway.                                              accountability. Some innovative efforts are being
                                                       undertaken in this direction.
7.1.2 Capacity Issues with NGOs, Multilateral
and Bilateral Agencies The issues identified           7.2 Environmental Issues
include: the mismatch between the large inflow of
funds relative to extant absorptive and processing     The areas ravaged by tsunami are the coastal
capacity, using the usual donor deadline               regions of the country that already were fragile

environments. Coastal areas are exposed to                Power, Railways, Roads & Ports, Water &
monsoons that bring increased wave action with a            Sanitation: Implementing debris and waste
force of 18-20 km per hour from May through                 management measures, initially in 19 sites.
September causing erosion. Such natural erosive             Implementing land drainage measures, initially
forces have been exacerbated by human activity.             in nine sites.
                                                           Education: Disseminating information on
Damage to the Environment The damage                        priority environmental recovery themes.
caused by the tsunami includes salinization of paddy
and agricultural lands and wells. The tsunami
                                                        The challenge now is to foster the need for
showed that where sand dunes, mangroves and
                                                        environmental awareness while tackling
coral were intact, the impact of the waves was
                                                        development issues and implementation issues,
greatly diminished. The government had already
                                                        which underscores the need for participatory
passed environmental legislation and charged
                                                        planning, capacity building and education.
institutions with the responsibility of ensuring that
environmental concerns are incorporated into
                                                        7.3 Gender Issues
development projects. However implementing this
legislation is complicated by the large number of
                                                        A gender perspective is essential to support an
people utilizing coastal resources on a daily basis.
                                                        accurate understanding of priorities, inequalities and
                                                        needs, to facilitate the design of more appropriate
Institutional Arrangements A Tsunami
                                                        responses, to provide a link between humanitarian
Environmental Response Common Platform has
                                                        assistance and longer-term development assistance,
been created by the three agencies in Sri Lanka
                                                        and to highlight opportunities and resources for
(Ministry of Environment and Natural Resources,
                                                        womens involvement. Effective disaster
Central Environment Authority (CEA), and
                                                        preparedness, response and reconstruction
TAFREN), supported by the Environmental help
                                                        processes must recognize and support womens as
desk at the national and district levels.
                                                        well as mens skills and potential for contribution.
Government Agents in the districts of the North,
                                                        In many cases, womens courage and initiative has
East, South and Western Provinces of Sri Lanka
                                                        contributed significantly to family survival and
have been included in the implementation process
                                                        community service after the Sri Lankan tsunami
to encourage and enable a bottom-up approach.

Targets                                                 Preliminary analysis of a survey 32 of 53,613
                                                        tsunami-affected households conducted in seven
An implementation work plan, with the involvement       tsunami affected districts indicates that 70% more
of local institutions and communities, will address     females than males died; up to three times as many
the following:                                          females than males died in the 16-30 age group; 1
    Management of debris and waste                     in 5 affected households is now headed by a female
    Restoration of ecosystems (restoration of          and 91% of females above 15 years who have been
     affected lagoons, estuaries, land drainage         engaged in economic activities now find it hard to
     channels, sustainable sourcing of sand)            revive economic ventures due to loss of equipment
                                                        (47%), financial difficulties (53%) and lack of place
    New drainage systems
    Capacity building and information dissemination
                                                        Womens groups formed into coalitions (e.g.
Achievements                                            Coalition for Assisting Tsunami Affected Women-
                                                        CATAW) and mobilized relief for affected women
    Housing: Implementing environmental                and their families, sought expertise to provide
     sustainability measures, initially for 400         counseling to survivors, monitored incidents of
     resettlement sites. Identifying, mapping and       domestic violence in welfare camps and temporary
     stock taking of sand deposits.

shelters, advocated for gender responsive                 camps for studies, non-involvement of women in
programmes and policies related to health, land           the utility works, lack of attention on home-based
(including land titles), relief and education for         industries by NGOs, and the absence of proper
children.                                                 business development services and information.

To date, gender disaggregated data of the affected        Engendering Post-tsunami Recovery Work
population is missing and hampers efforts to ensure       The government, NGOs, INGOs and donor
systematic gender responsive planning for recovery        agencies have undertaken many initiatives with the
and reconstruction.                                       aim of engendering tsunami responses. Building on
                                                          these initiatives, supporting longer-term
Issues and challenges Conditions in camps and             interventions, including research, education,
temporary accommodations have been difficult for          information technology, advocacy and capacity
women and girls, due to the lack of security, privacy     building is essential including INGO-facilitated
and adequate facilities. Camp management                  gender watch groups and task forces to monitor
committees include only a few women, and in some          the situation and to conduct training programmes
instances, these women faced hostilities.33 In other      for camp management, Grama Sevakas and police.
instances, womens names have not been included
on titles for new homes. The focus of current relief      Achievements The Cabinet has approved
schemes on the head of household, who is generally        mainstreaming gender in post-tsunami recovery and
a male, excludes women from direct access to              reconstruction with a special focus on widows,
property.34                                               livelihood assistance for women, appointing women
                                                          to disaster management committees at all levels,
A medium to longer term challenge is the rebuilding       providing land rights for women in relocation to
of economic systems and livelihoods, and ensuring         ensure joint ownership, the security of women and
that gender equity is priority concern. In particular,    girls and providing psycho social support. A special
women who are the head of households, including           forum discussion was held to discuss land issues in
single women providing for elderly parents or the         resettlement, to persuade land alienation authorities
recently widows, must have their livelihoods quickly      to provide for joint ownership, and to allocate land
reestablished. 35                                         in resettlement areas in the name of the woman in
                                                          the event she had land ownership before the
Other issues identified include domestic work             tsunami.
affecting school returnees, trauma, unsuitability of

   Box 10           Tsunami and AIDS initiatives

   Experience from around the world has shown a clear link between natural disasters and conflict
   situations on the one hand, and HIV vulnerability on the other. The recent and continuing experience
   with the Asian tsunami has been no exception. In Sri Lanka, and across the region, there was an
   increased risk of transmission of STIs and HIV due to a number of factors: (i) The breakdown of
   traditional social structures and family-based living arrangements that can make normal sexual
   relations between couples difficult to maintain and sometimes leads men to find sexual outlets
   outside of marriage or regular relationships, (ii) the initial disruption of medical services, in particular
   provision of STI diagnosis and treatment, safe blood transfusion, safe deliveries and condoms, (iii)
   the interruption of livelihoods that leads in some areas to an increase in alcohol use and domestic
   violence, and (iv) the presence of large numbers of uniformed service personnel and humanitarian
   workers in the midst of a traumatized and often-powerless population. National and international
   counterparts have made significant efforts in Sri Lanka in order to keep HIV risk as low as possible
   (e.g. health universal precautions, social protection and dissemination of information and awareness
   on HIV/AIDS).

                                        CHAPTER EIGHT

In January 2005, the government and development          actors initiated and implemented their work based
partners supporting the reconstruction effort            on needs assessments, surveys and mapping. The
endorsed a set of eight guiding principles that all    lack of coordination of these activities resulted in
actors involved in rebuilding Sri Lanka should adhere    affected-community fatigue in the face of
to. Progress in their implementation can be              numerous data collection exercises. An important
summarized as follows.                                   element in responsiveness to need is an equitable
                                                         distribution of assistance across geography and
Recovery must be carried out according to                ethnicity. Available but incomplete data suggest that
the identified needs and local priorities Most           donor commitments mirrored identified geographic

     Box 11        Findings of the peoples consultations on post-tsunami recovery
     The Human Rights Commission (HRC) of Sri Lanka in collaboration with the Colombo
     University Community Extension Centre (CUCEC), with international assistance, carried
     out a programme of Peoples Consultations on Post-Tsunami Relief, Rehabilitation and
     Reconstruction in Sri Lanka. Over 800 focus-group discussions were conducted in 1100
     villages in 13 affected districts in Sri Lanka. The findings of the consultations are being
     published and circulated to all stakeholders.

     Based on the consultations findings, it appears that the issues of land, resettlement and housing
     appear to be the most pressing issues for the affected. In fact, communities tend to define
     normalcy and measure performance according to the speed and efficiency by which they have
     or will be resettled in permanent housing. Across the board, there is a strong disappointment with
     regard to the slow pace of relief and recovery. In many of the districts in the North and East,
     communities feel that the armed conflict and the minority status of those affected has made them
     more vulnerable and less empowered to make demands of the local and national government.
     With regard to housing, there is less consistency of opinion on resettlement within or outside the
     buffer zone. Attitude appears to depend mostly on the level of trauma associated with the tsunami
     and the means of livelihood of those being resettled. There is universal consensus though about
     the need for consultation on the buffer zone and the need for community participation in rebuilding
     houses. Many believe that the delivery of assistance could have been far more efficient if it was
     done with prior and proper assessment and consultation. For example, certain communities have
     been overly-compensated with fishing equipment and gear; even persons who were not fishing
     before the tsunami are now going to sea. Many people also point to a mismatch between their
     needs and the equipment provided. The most common illustration of this has been the allocation
     of single-day boats to those that needed multi-day boats with storage facilities in order to spend
     longer periods of time in the deep sea.

     There is a strong feeling across the board that the fishing industry has received adequate attention,
     but often at the neglect of other industries. The natural assumption between the tsunami disaster
     and the fishing industry has meant that other industries, most particularly the agricultural sector
     has been overlooked. The agricultural sector in several districts has also been indirectly affected
     due to salt-water contamination of the soil.36

needs, with about two thirds of the funds allocated        the local need and context. This experience
to the north and east. However, some of the more           highlights the need to strengthen communication
substantial investment in the planning or early            and consultation that will be crucial particularly in
implementation stage, and therefore the initial            the construction and allocation of permanent
disbursement of assistance for housing and                 housing.
livelihood restoration may have disproportionately
taken place in the south. It will be important to          Communication and transparency must be
continue monitoring progress in the distribution of        ensured at all levels Several initiatives were
aid including NGO and INGO contributions by                taken to improve transparency and communication.
district, ethnical groups and gender throughout the        A Development Assistance Database (DAD) was
reconstruction process. Strengthening the                  set up to provide information on the recovery
cooperative approach with adequate representation          process, both by sector and by district and is in the
of all the affected communities and the donors             public domain. The government established a
would be helpful to improve the monitoring process.        tsunami helpline that received thousands of calls
                                                           about housing and cash transfers. TAFREN has
Subsidiarity - Recovery activities should be               been recently restructured to improve the
decentralized as much as possible Due to the               transparency of its actions. To further improve an
magnitude of the disaster, the first few months of         accountability mechanism that includes activities
the recovery effort were characterized by confusion        at the local level will be in place in 2006. In spite of
and competing lines of authority. Local government         these efforts, the government, donor agencies and
officials responded strongly and positively, but           I/NGOs must continue to strengthen transparency
initially lacked clear guidance on matters that            and communication, particularly with tsunami-
required centralized decision making. Under the            affected populations, to combat the perception that
circumstances, local institutions were sometimes           there is a disconnect between the large sums of
uncertain on how to act without clear orders. The          money that were pledged and the still-perceived
process of communication between the local and             limited recovery process unfolding on the ground.
central levels gradually provided clearer lines of
authority to national recovery planning. About 250         Future vulnerabilities ought to be reduced -
experts are being deployed to support the                  Disaster management and early warning While
Government Agents in their crucial coordinating            additional deaths were avoided and relief assistance
role. This role will be especially critical in the areas   delivered, many actors and observers wonder if
of housing and livelihoods, to ensure progress from        some of the original deaths could have been
transitional shelter to permanent housing, and to          prevented if the country had been better prepared
ensure fair and complete coverage of livelihood            and equipped. Sri Lanka was not considered to be
restoration needs.                                         a country prone to large-scale natural disasters and
                                                           did not have appropriate institutional capacity to
Consultation with local affected communities               deal with the impact of the tsunami. In light of this
and stakeholders The consultation mechanism                experience, establishment of a suitable early
with affected communities initially was slow, with         warning system and disaster management and
most policy decisions being taken in Colombo and           response capability quickly emerged as an important
imperfect downward flow of information about               priority. The Disaster Management Act was passed
assistance programs and policies. An extensive             on 13 May 2005. As a result, a Disaster
survey by the Human Rights Committee in more               Management Centre (DMC) became operational
than 1,000 villages revealed that communities felt         in September 2005 to oversee disaster management
they should have been more extensively consulted           with a multi-hazard approach. The DMC will lead
about some important issues, such as the buffer            a concerted effort to promote community-based
zone(See Box 10). Consultation by NGOs was in              disaster management programmes. An inter-
some cases very strong, while in others the pressure       institutional committee for early warning was also
to spend funds led to the provision of pre-arranged        established in the first quarter of 2005. With an
packages that were not always well suited to             interim mechanism for an early warning system in

place, the government is working with other              Among the emerging challenges are (i) close
stakeholders for a permanent early warning system.       coordination at the district level of housing and
This is a step in the right direction.                   livelihood interventions; (ii) monitoring of the
                                                         sectoral and geographic distribution of assistance
Analysis of individual interventions Attention           and adoption of needed actions to ensure the correct
to the distribution of aid across geographic region      balance; (iii) strengthening of the coordination
and ethnic community is an important element in          between central and local levels of Government, in
peace building. With tsunami reconstruction moving       the context of the new Jaya Lanka programme;
into the second year, the reconstruction process         and (iv) greater involvement of NGOs in formal
should branch out to reach the previously                coordination mechanisms to ensure synergies in
marginalized (by conflict or poverty).                   implementation.

Debt relief should be prudently managed                  Finally, the set-up of a tsunami monitoring and
Altogether, Sri Lanka did not have to pay about          impact assessment seems necessary. The
US$ 265 million in debt service payments during          Transitional Result Matrix is a first step in this
2005 (this figure increases to US$ 371 million if        direction. The government and the international
international financial support is included). This       community have conducted some preparatory work
exemption allowed containment of the domestically        to lay the foundations for such a system, which
financed budget deficit and an increase in external      would be closely linked to long-term national efforts.
reserves contributing to macroeconomic stability
in spite of increasing oil prices (GDP growth for
2005 is projected at around 5.5%). Since most of
these payments have been rescheduled over the
coming years, prudent fiscal and monetary
management will be necessary to extract maximum
benefits from this concession.

Coordination is essential to maximize benefits
and prevent duplication Coordination
mechanisms between the Government and the
international community evolved along with the
tsunami response. TAFREN, the Ministry of
Finance, and line ministries promoted coordination
at their respective levels. In some cases, this led to
uniform adoption of standards and policies (as in
housing reconstruction) or in close coordination of
funding (as in the road sector). Regular dialogue
between the Government and its development
partners allowed attention to be focused on the
needed policy decisions (such as the strong
emphasis on transitional shelter and reconsideration
of the buffer zone boundaries). At the same time,
given the complexity of this reconstruction process,
the magnitude of the task, and the large number of
actors involved, some limitations emerged:
occasional duplication of interventions, over
concentration on certain sectors, communities and
regions, and existing human resource capacity at
the local level. In order to improve coordination,
much work remains to be done.

                                        CHAPTER NINE

                      THE WAY FORWARD:

Almost one year after the tsunami, and despite some         actors. While in these circumstances
setbacks and difficulties, Sri Lanka has made               progress has been reasonable, an
significant progress in tsunami reconstruction. The         intensified effort will be needed during this
response from the people and the Government of              major reconstruction period between
Sri Lanka  rushing to the rescue and providing             agencies, partners and government
relief to tsunami victims without distinction of race       authorities at the central level, and between
or creed  was truly remarkable. The enormity of            officials, development partners and
the event created immense international goodwill,           communities at the local level, including in
stimulated a large pledging of external assistance,         particular representatives of all ethnic
and even signified hope for the revival of the peace        groups affected. Strengthening of under-
process.                                                    resourced capacity of local and district
                                                            government levels has to be continued,
With the tsunami reconstruction now entering its            building on existing programs.
second (and arguably more difficult) year, it is
possible to learn lessons from the past years             Communication A clear lesson of the
achievements and shortcoming, and define an                 first year has been the need to
agenda of actions that must be taken quickly by all         communicate, not just through newspapers
partners to move the process forward. There are             and television, but more particularly through
issues at both the programmatic level as well as            greater direct contact with communities.
sector-specific activities:                                 A communication strategy focusing on
                                                            explaining entitlements, next steps forward,
       Equity and Gaps The first and primary               publicizing the complaints and redress
        guiding principle of the tsunami                    procedures needs to be in place by early
        programme was that of equity. While there           in 2006. Every affected family in every
        is no evidence of intentional unequal               location of a transitional shelter, and every
        treatment, some communities (notably                family staying with friends and relatives
        those in Ampara) are well behind others,            should know what is their future, in terms
        deriving notably from different local               of housing, employment opportunities,
        capacities and the impact of the buffer zone        ongoing relief support, education for their
        restrictions. As we move forward, it must           children and with health care, including
        be ensured that these factors are addressed         counseling where needed.
        and that no one is left behind. While overall
        funding pledges seem adequate, partners            Monitoring and measuring impact
        must be ready to adjust the location and            Another emerging lesson from the first year
        objective of their efforts. All pledges must        is that it is a huge challenge to monitor
        be converted into commitments and all               inputs  such as all the different sources
        commitments into disbursements and                  of funding  and another to measure
        results on the ground.                              outputs and the results on the ground. The
                                                            DAD database offers the means to
       Coordination The sheer number of actors             improve this, and all development partners
        and the size of the reconstruction needs            have to update and improve their inputs
        have made coordination a huge challenge,            into the DAD to facilitate better monitoring
        especially between state and non-state              and resulting adjustments in programmes

         to ensure equity. Information on targets         Macro Economy
         together with transparency in the allocation     The estimates made after the tsunami indicated that
         and in the accounting for the funds spent        economic growth would be slowed by about 0.5-
         on the reconstruction activities will need       0.6 percentage points from the expected 6 percent
         to continue to be enforced. Equally, more        growth. The negative impact was largely reflected
         regular feedback mechanisms from the             in the GDP for the first quarter of 2005. The
         affected communities need to be instituted,      economy has started to rebound and poised to
         since the value of the periodic feedback         register a growth rate of about 5.6 percent in 2005,
         when received has been very high. The            with tourism and fisheries sectors are yet to fully
         Transitional Result Matrix (Annex 1) aims        recover from the impact.
         to provide a simple tool for periodic
         monitoring of progress.                          In the immediate aftermath of the shock, the Central
                                                          Bank responded positively to arrest any adverse
        Links         to       Conflict-Affected         impact of the tsunami on the financial markets by
         Communities, the Peace Process and               adjusting its monetary operations to ensure that the
         the Rest of the Economy Much of the              financial system remained sufficiently liquid to meet
         tsunami-affected area was also conflict-         additional demand. In addition, the considerable
         affected, and reconstruction in the conflict-    amount of foreign assistance received in support
         affected areas was only just under way at        of post-tsunami relief and recovery efforts,
         the time. In the first year of the tsunami       including in the form of debt relief provided the
         recovery effort, it is clear that the impact     physical space. These flows combined with the
         on the conflict-affected areas of this           prudent management of monetary and fiscal policies
         massive tsunami effort needs to be               helped to contain inflationary pressures below 10
         carefully considered and monitored, and          percent level by November 2005.
         equity of treatment, at least with respect
         to standards, needs to be ensured. More          The post-tsunami rehabilitation programme will be
         particularly, mechanisms to ensure that the      largely financed through foreign grants and
         potential beneficial impact of the tsunami       concessionary financial assistance while maintaining
         recovery on the environment for the peace        overall budget deficit at a manageable level aiming
         process can be maximized need to be              at overall macro-economic stability as the country
         pursued, including efforts to involve            move forward with the implementation of the post-
         representatives of all parties to the conflict   tsunami development programme.
         and affected communities in the monitoring
         and oversight of the reconstruction              In addition to these issues that affect the
         programme. At the same time, other parts         programme as a whole, there are a number of
         of the economy should not be neglected.          specific issues related to the four programme areas
                                                          that will receive early priority to ensure that they
        Gender The first year has thrown into            reflect these concerns fully.
         stark relief some of the gender issues
         facing Sri Lanka. Benefits, such as cash         Getting people back to their homes
         and housing grants, have gone to the head            Transitional shelters need to be maintained
         of household, generally a male. The                     and upgraded until the move to permanent
         experience emphasizes the need to address               housing is completed.
         these aspects of the system, and in terms            Ideally, all households who lost their home,
         of immediate actions, make sure that                    including those living in transitional shelter
         ownership of land title deeds of the new                or with friends and relatives, need to know
         land plot is held both by the wife and the              by the first anniversary or very soon
         husband.                                                thereafter where their new home will be,
                                                                 how it will be financed and their role in its

       To move the home owner driven housing                  and aggregates. Identification and timely
        scheme forward, more technically-trained               licensing of additional quarries (making
        staff have to be provided to speed up the              sure they operate in an environmentally
        release of installments.                               sustainable way) and the expansion of sand
       Donor funding must be reassessed and                   mining off shore can address this constraint.
        adjusted as necessary to address the high              More generally, new entrants to
        increases in the costs of reconstruction,              construction should be encouraged to
        and the ongoing redrawing of the buffer                expand capacity, and training in both skills
        zone.                                                  and project management must continue to
       Beneficiaries should be involved in planning           be encouraged.
        and implementation process.
                                                       The first year of the tsunami relief, recovery and
Restoring Livelihoods                                  reconstruction programme has recorded many
    People might fall through the cracks of           successes, but all partners have been aware of the
       existing programs and join the long-term        shortcomings and the challenges for the future. The
       poor. To prevent this, outreach programs        resources and the determination exist to ensure that
       and better communication of all available       we can move on together to restore the communities
       options (ranging from welfare programs to       of Sri Lanka and to do so at a better standard than
       asset replacement to cash for work to           before this terrible event. It is the sincere hope
       subsidized credit) need to be widely            and commitment of all the partners in this historic
       publicized.                                     effort that in the second anniversary report, we
    This is an area where improved monitoring,        will be able to record dramatic progress, and the
       from a bottom-up basis, needs to be in          near completion of this enormous challenge so that
       place, with regular surveys of the affected     the affected communities will be able to look
       communities. As of now, the distribution        forward to a brighter future as the fitting memorial
       of support to livelihoods is unclear, as is     to all those who perished or whose lives were
       the numbers being reached. While we             blighted on December 26, 2004.
       know it is substantial, we do not know the
       gaps and that must be corrected in the
       coming months.

Health and education
     Funds have to be identified to rehabilitate
        some 200 schools used as camps for the
     As the full-scale reconstruction process
        unfolds, uniformity of standards will need
        to be monitored and enforced, and any
        emerging gaps or delays in construction
        addressed. There are many different
        actors undertaking reconstruction of these
        facilities, so programme oversight is
     Construction capacity constraints have
        been emerging as the pace of
        implementation has increased. Costs for
        infrastructure supplies are rising much
        faster than anticipated, especially of sand

            ANNEX 1
Sri Lanka Post-Tsunami Transitional
     Results Matrix 2005-2006

                                                                ANNEX 1

                              Sri Lanka Post-Tsunami Transitional Results Matrix 2005-2006

         The Government of Sri Lanka has focused on observable nation wide goals, and key deliverables for Post-Tsunami relief and
     recovery operations. Outcomes and targets for each one of the main four recovery/reconstruction programmes have been identified
        and/or revised during the preparation of the Post Tsunami One Year Report. This Transitional Result Matrix (TRM) takes into
      consideration the Build Back Better approach adopted by the Global Consortium, made up of post-tsunami affected countries and
       key multilateral, bilateral and non government stakeholders under the coordination of UN Special Envoy for Tsunami Recovery.

       The TRM summarizes critical outcomes, targets, indicators and constraints of the recovery process. These outcomes should also
         contribute to the achievement of the Millennium Development Goals (MDG) in the Tsunami affected districts. A more details
                                     discussion about these elements is available in the sectoral reports.

     This TRM is mainly conceived a simple tool for measuring progress of Post Tsunami recovery efforts. Therefore, this TRM does not
       include the numerous and successful humanitarian efforts conducted in the aftermath of the Tsunami by the government, local
                                             communities and international stakeholders.
     Goal I. Get people back into their homes1

                                                                                Indicators (and
                                                                                Progress to date          Constraints
     Outcomes                                             Targets                                  source of

                                   Dec. 05                June 06              Dec.06
                                                                                -Upgrading around
       59, 500 required      -All transit. shelter                                                 Number of
                                                                                20% of transitional
     transitional shelters   completed-Care           Care         and    People living in     transitional shelter
                                                                                53,221 transitional   shelter to the
     built and upgraded      and maintenance          maintenance plan    permanent housing   completed/upgraded
                                                                                shelter completed     standard before the
                             plan implemented         implemented                                (TAP estimates,
                                                                                monsoon season is a
                                                                                Divisional Secretariat
                                                                                and/or lead agency
                                                                                NGO involved in
                                                                                construction left the

                                                                                Putting documentation
     23,028 houses fully                                                                                ( proof of ownership
     damaged outside the     All first installment.         All four          All houses      Funding Agency /
                                                                                99% of first       etc) in order, Making
     buffer zone built       Complete payment         installments made       completed       donors (ADB , KFW,
                                                                                installments made     sure beneficiaries
     (homeowner driven                                                                        SDC and IDA)
                                                                                utilize the money fully
     scheme)                                                                                to reconstruct / repair
                                                                                their houses/Cost of
                                                                                raw          materials

                                                                                Putting documentation
     32,497 partially                                                                                (proof of ownership
     damaged outside         All first installment.         All four          All houses        Funding
                                                                                99% of first       etc) in order, Making
     the buffer zone built   Complete payment         installments made       completed        Agency /
                                                                                installments made     sure beneficiaries
     (homeowner driven                                                                          donors
                                                                                utilize the money fully
     scheme)                                                                                (ADB ,
                                                                                to reconstruct / repair
                                                                                KFW, SDC
                                                                                their houses/Cost of
                                                                                and IDA)
                                                                                raw          materials

                                                                                e s c a l a t i n g
       Goal I. Get people back into their homes1

        Outcomes                                             Targets                                       Indicators (and                                Constraints
                                                                                source of          Progress to date

                                      Dec-05                 June-06                Dec-06
                                                                                Acceptance of the
                                                                                pre engineered / pre
       32,000 houses              All necessary                                                         Number of units                                 fabricated housing
       damaged by the              MOU signed                                                            MOU s signed           10,707 houses at       by NGOs / INGO s
                                                                                All units
       Tsunami within the         10,610 houses                                                            (THRU)               different stages of     NGOs anticipated
       buffer zone-donor           commenced                                                                                construction           Buffer Zone policy
       built housing               construction                                                          Number of unit                                    changes after
       projects                                                                                commenced                                      Election of new
                                                                                Construction                                  president delaying
                                                                                (THRU)                                            housing
                                                                                programme of the
                                                                                donor built housing.
     Note: These targets will be reviewed to include 11.000 additional houses under the home-owner driven programme-Phase II.
     Goal II. Restore livelihoods

                                                                       Progress to date           Constraints           Indicators (source of
     Outcomes                                    Targets
                                                                                Encountered              information)
                                    Dec-05       June-06   Dec-06

     L i v e l i h o o d s                                                                    -
     r e s t o r a t i o n
     p r o g r a m m e s
     completed         for
     200.000      affected
     persons who have lost
     their main source of

                                                                      A 5,000 grant has                                 Number of transfers
     Cash grants provided           Fourth          -        -                                Targeting of affected
                                                                       been delivered to                                 made (Ministry of
     in four installments       installment of                                                population was a
                                                                    250,844 people (first),                                 Finances)
                                    5.000                                                     challenge
                               rupiescompleted                          231,752 people
                                and phase out                       (second) and 165,000
                                 to cash for                             people (third)

     Cash     for   work             n/a           n/a      n/a     2.6 million work days     -Lack of information on
                                                                        of temporary                                     Lack of reliable and
     provided to people in                                                                    supply and demand and
                                                                    employment generated                                adequate information.
     need                                                                                consistency          in
                                                                                TAFREN/ILO are
                                                                                developing monitoring
                                                                                geographic targeting -
                                                                                Wage rates levels

                                                                        13, 570 loans
                                                                    provided (Susahana-                                   Number of grant
     Microfinance                                                                             -Bank requirements -
                                                                      8.000 and NTDF                                      delivered (Central
     provided for micro,             n/a           n/a      n/a                                Regional outreach
                                                                            5,570)                                              Bank)
     small and medium
     enterprises         and
     promotion            of
     alternative livelihoods
     Goal II. Restore livelihoods
                                                                                Number of units
     All destroyed boats replaced

                                                                                replaced(Ministry of
                                                                                Fisheries/FAO information
                                                                                regularly updated)
     187 Multi-day boats             0%     30%   50%    0     Funding availability
                                                               and delays at boat

     276 One day boats               15%    60%   25%    6

     4,480 FRP boats                 100%   n/a   n/a   83    Lack of fishing gears
                                                                  and engines

     11,158 Traditional crafts              n/a   n/a   76
     818Beach seine crafts           40%    60%   n/a   26     Funding availability

                                                                                Number of units
     All damaged boats repaired                                                             repaired(Ministry of
                                                                                Fisheries/FAO information
                                                                                regularly updated)
                                            n/a   n/a           Excess in repair of
     676 Multi-day boats             n/a                117   boats (>100%) is due
                                                                 to repair of boats
                                                               damaged before the
                                                              tsunami in addition to
                                                                tsunami damaged
     783 One day boats               n/a    n/a   n/a   101
     3211 FRP boats                  n/a    n/a   n/a   127
     2435Traditional crafts          n/a    n/a   n/a   145
                                                              Repaired data may have
     161Beach seine crafts           100%   n/a   n/a   56    got included under
                                                              traditional crafts as
                                                              there is excess repairs
                                                              in all other categories.
     Goal II. Restore livelihoods
     Outcomes                                 Targets                                                           Indicators (source of
                                                                 Progress to date        Constraints

                                     Dec-05   June-06   Dec-06

     All agriculture land for
     crops rehabilitated
     Area covered through                                                             Tracking of acres        Ministry of Agriculture/
                                      80%       n/a      85%          80%           recovered not possible
     distribution of seeds and                                                                                FAO
     fertilizers (11,657 acres)                                                      due to lack of funds
     Destroyed/damaged home
     gardens provided with inputs     20%      30%       40%          10%            Funding availability
     Estimated area recovered                                                                                Ministry of Agriculture
                                      70%      80%       90%          60%            Funding availability
     from salinity (data not yet                                                                              and Ministry of Irrigation/
     available) 17,500 acres?                                                          and technical                    FAO

     All livestock recovered (data                                                        challenges          Ministry of Medium and
                                      n/a       n/a      n/a           n/a
     not yet available)                                                              Tracking of livestock       Small Plantation
                                                                                loss and recovered not       development and
                                                                                possible due to lack of       Livestock/FAO
          Goal II. Restore livelihoods
          All hotels, guess houses and

          other tourism related
          businesses repaired and
          53 Large Hotels (30 or more             433                    n/a           48                  60%            Delays in obtaining       Ministry of Tourism
          rooms)                                                                                Coast Conservation        (regularly updated)
                                                                                department clearance
                                                                                and bank loans
          90 Small hotels, guesthouses            n/a                    n/a           n/a                 45%
          - Registered

          158     Small       hotels,             n/a                    n/a           n/a                 30%
          guesthouses - Not registered

          Small enterprises such as
                                                  n/a                    n/a           n/a
          textile shops, souvernir
          shops, Batik shops, furniture
          shops, gem & jewellery,
          water sports  20 Registered
          and 190 not registered
          Tourism sector recovered to             n/a                    n/a   13,001 (by end of     11, 815 registered                          -Number of rooms available
          Pre-Tsunami level                                                          2007)                 rooms                                 (SLTB), monthly

                                                  n/a                    n/a           n/a            52.5 in August                             -Monthly occupation rate
                                                                                (63.6% August                              compared with 2004 levels
                                                                                2004)                                 (Sri Lankan Tourism Board)

          Enrollement to long-term                                                  Additional                                                   Ministry of Samurdhi/
          social protection for those                                           vulnerable people                                                TAFREN
          who cannot work (21151                                                   affected by
          disabled/injured/sick due to                                         Tsunami enrolled in
          Tsunami)                                                               long-term social
                                                                                programmes such
                                                                                as Samurhi

         Revised for consistency with information in the text of the report
     Goal III. Ensure health, education and protection for all
     *Targets are in accordance with reaching the Millennium Development Goals and GOSL Master Health Plan
     ** All data from the Ministry of Health

     Outcomes                          Targets*          Indicators                         Progress to date**                             Constraints Encountered

                                    Dec     Jan   Dec
                                    05      06    06

        Health Infrastructure Indicators

     Construction     of  all                            Number           of       MOUs     45 MOUs signed for all damaged                 *Land           issues*Human
     healthcare institutions                             signed.Number of institutions in   institutions Majority of institutions in the   resources*Communication amongst
     destroyed or damaged are                            the       detailed     planning    detailed planning stages;Begun                 stakeholders
     completed                                           stages.Number of healthcare        Construction3 District hospitals, 2 MOH,
                                                         institutionsre-constructed.        1 base hospital, 2 rural hospital, 10 MCH
                                                                                completed and 1 central dispensary,

     100% of lost or damaged                             Number of lost or damaged          17 of 19 vehicles replaced; 48 double          1 Lorry not replaced. 8 ambulance,
     vehicles replaced                                   vehicles replaced.                 cabs or jeeps & 260 mopeds given in total      2 minibuses and 3 jeeps not yet

     13 Districts Largest                                Number of largest district         4 Districts currently being installed.         *Resources
     Hospitals with Health                               hospitals where the Health         (Batticaloa, Galle, Kalutara and Kalmuna)i     *Further development of ICDs
     Information     System                              Information System is currently                                                   *Coordination of Epidemiology
     installed and training                              being installed.                                                                  activities
     received                                                                                *Low-level of computer knowledge
                                                         Number of largest district         4 Districts installed & operational            on medical staff
                                                         hospitals with installed &         (Ampara, Hambantota, Matara, Jaffna)
                                                         operational Health Information
     Goal III. Ensure health, education and protection for all

     ** All data from the Ministry of Health

     Outcomes                          Targets*          Indicators                        Progress to date**                           Constraints Encountered

                                    Dec     Jan   Dec
                                    05      06    06

        Health Infrastructure Indicators (continued from previous page)

     All previously identified                           Number of hospitals that have     All previously identified hospitals are in
     hospitals have restored cold                        restored cold chain supplies/     the process of having restored and
     rooms, cold chain supplies/                         equip.                            improved cold rooms, cold chain supplies
     equipment                                                                             and equipment
     District Health Profiles of                         Number of completed District      Galle district Profile drafted
     13 Districts                                        Health Profiles

     100% of hospitals receiving                         Number of hospitals that have     MOH-MDS has received lab equipment           More lab re-agents required.
     lab equipment and have                              received lab equipment and        & supplies for 18 hospitals.
     received training                                   training.

       Human Resource Indicator

     Human Resource Plan                                 Human resource plan available     Under preparation.                           *Security
     developed to address                                                                                *Retention
     disparities in Districts and                                                                                *Recruitment
     Construction of New
     Health facilities
      Mental Health
     Community Support                                   Number of districts with CSOs.    In 13 of 14 Districts, 466 total CSOs        District decision issues
     Officers (mental health)                            Number of CSOs & SCSO             trained, 60 SCSOs trained
     working in all 13 Districts                         trained & working
     Goal III. Ensure health, education and protection for all
     ** All data from the Ministry of Health

     Outcomes                          Targets*          Indicators                        Progress to date**                         Constraints Encountered

                                    Dec     Jan   Dec
                                    05      06    06

        Communicable Disease Indicators

     Number of outbreaks of                              Number of Vector Borne disease    No major outbreaks occurred                *Prevailing uncertain security
     dengue/malaria/                                     outbreaks.                                                                   conditions in NE,
     Hepatitis/diarrhoeal                                                                                *Lack of personnel to implement and
     diseases decreases                                                                                monitor activities
     99% immunization                                    Immunization coverage for         Average immunization coverage in 11
     coverage of children <1 in                          BCG(Ministry of Health)           tsunami affected districts and Kalmunai
     tsunami affected districts                                                            Division (vs average at National level)
                                                         Immunization coverage             o Last quarter 2004 - 111.8% (112.2%)
                                                         for DPT 3                         o 1st quarter 2005 - 100% (99.4%)
                                                                                o 2nd quarter 2005 - 99% (102.6%)

                                                         Immunization coverage             Average immunization coverage in 11
                                                         for OPV 3                         tsunami affected districts and Kalmunai
                                                                                Division (vs average at National level)o
                                                                                Last quarter 2004 - 94.7% (102.6%)o
                                                                                1st quarter 2005 - 100.7% (106.1%)o
                                                                                2nd quarter 2005 - 100.4% (107.2%)

                                                         Immunization coverage for         Average immunization coverage in 11
                                                         OPV 3                             tsunami affected districts and Kalmunai
                                                                                Division (vs average at National level)o
                                                                                Last quarter 2004: 95.1% (102.9%)o

                                                                                1st quarter 2005 : 99.4% (105.1%)o
                                                                                2nd quarter 2005 :101.0% (107.7%)
     Goal III. Ensure health, education and protection for all

     ** All data from the Ministry of Health

     Outcomes                          Targets*          Indicators                        Progress to date**                             Constraints Encountered

                                    Dec     Jan   Dec
                                    05      06    06

       Health Infrastructure Indicators (continued from previous page)

     99% immunization                                    Immunization coverage for         Average immunization coverage in 11
     coverage of children <1 in                          Measles (9 months)                tsunami affected districts and Kalmunai
     tsunami affected districts                                                            Division (vs average at National level)
                                                                                Ø Last quarter 2004 - 93.3%
                                                                                (i)      1st quarter 2005 - 100.7%
                                                                                (ii)     2nd quarter 2005 - 104.0%
     Human Resource Indicator
     High % of births attended                                                             Average in 11 tsunami affected districts(vs.
                                                         % of births attended by skilled
     by skilled health workers                                                             average in non-tsunami affected districts)o
                                                         health workers
                                                                                o 1st half of 2004 - 99.1% (99.4%)
                                                                                • 1st half of 2005 - 98.7% (99.4%)

     Incidence of malnutrition                           % of children under five years    Average in 11 tsunami affected districts(vs.
     among children 3-59                                 old with malnutrition moderate    average in non-tsunami affected districts)o
     months decreases                                                                                *Economics
                                                                                o 1st half of 2004 - 23.8% (24.7%)             *Regional Disparity
                                                                                o 1st half of 2005 - 22.1% (21.4%)

      Gender Issues
     Womens centres for                                 Number of womens centres in      27 womens centres are in operation in
     tsunami affected popula-                            tsunami-affected areas            close proximities of Transitional Site
     tion being set up and                                                                 Centres as of end November 2005
     operationalized                                                                       o 3 in Ampara o 10 in Batticaloa
                                                                                o 10 in Hambantota • 4 in Matara
     *Targets - See Page 21, Table 6
     Outcomes                                   Targets                                                             Constraints
                                                                      Indicators (and        Progress to date
                                                                         source of

                                       Dec-05   June-06   Dec-06
                                                                      % of school age      -95% of school age
     200,000 children returning                                     children in the have   children in the have
     to learning with higher                                         returned to school    returned to school-100
     standards of quality
                                                                                temporary teaching
                                                                                facilities provided-
                                                                                227,000 uniforms,
                                                                                52,000 desk, 480,000
                                                                                textbooks, 114,000
                                                                                school bags, 3, 109
                                                                                school in a box

                                                                   -Number damages or            18 started
                                                                   destroyed of schools
                                                                   reconstructed 0-182
                                                                   (MOE?)-Number of
                                                                   architectural     and            92
                                                                   master plans approved
                                                                   by MOE 0-182

                                                                                Child friendly School
                                                                    Reports from MOE       design and standard
                                                                      and UNICEF           for    construction/
         Goal IV. Improved national infraestructure constructed by end 2007

                                                            Progress Targets (cumulative)1       Progress to        Constraints Encountered/                Measures to Overcome

              Outcomes             Indicators
                                                        31/12 30/06/ 31/12/ 30/06/ 30/06/ 31/12/    date                    Expected                            Constraints
                                                         /05    06     06     07     07     07
         Rebuild 1050 km of                                                                                - shortages of contractors,       - use of international contractors &
                                   % of original                                                 - preparation
         national roads (classes                          4     19    34     52    52      70                      materials and skilled human       consultants
                                   budget                                                        of design
         A & B)                                                                                resources                         - training in construction skills &
                                   disbursed                                                     and tenders       - cost inflation                  management
                                                                                ongoing                                             - expansion of material supply
                                   # of km
                                   completed1             0     0      0      0     0       0                                                        capacity(see footnote re completion
                                   % of original          5                                      - roads           - shortages of contractors,       - bundle road contracts to attract more
         Rebuild 1180 km of                                     15    35     65    65      100
                                   budget disbursed                                              identified        materials and skilled human       capable contractors (Sri Lankan and
         provincial     roads
         (classes C, D & E)                                                                                resources                         international)
                                   #    of         km    60                                                        - cost inflation                  - partly use international consultants-
                                                               180    420   780    780    1180
                                   completed                                                                                training in construction skills &
                                                                                - expansion of material supply capacity
                                   % of original          5                                      - roads           - shortages of contractors,       - build capacity of CBOs, small
         Rebuild 400 km of                                      30    55     80    80      100
                                   budget disbursed                                              identified        materials and skilled human       contractors at community level
         local roads
                                                                                resources                         - encourage use of local, appropriate
                                   #    of         km    20                                                        - cost inflation                  materials & specifications
                                                               120    220   320    320     400
                                   completed                                                                       - local government oversight      - develop skills of local authorities,
                                                                                capacity                          NGOs and implementing partners

         Return affected rail      both     lines restora
                                                          n/a         n/a    n/a   n/a     n/a   completed
         lines (Coast Line &       available for
         Trinco/Batticaloa) to     service

       This table indicates targets up to the end of 2007, as per the national infrastructure target set by TAFREN. However, Ministry of Highways has advised that national road work will only
        be completed at the end of 2008.
        All national roads will require 30-month contracts, which means, following the design/tender/bidding process, that they will be formally completed only at the end of 2008.
       Goal IV. Improved national infraestructure constructed by end 2007

                                 Indicators                                                         date                  Expected                             Constraints
                                                    31/12 30/06/ 31/12/ 30/06/ 31/12/
                                                     /05     06      06      07      07
      Upgrade/dual track % line upgraded
      Colombo-Matara line,                            0        0        0      50       100     - funding        - subject to availability of      - India is a possible source of financing
      including rolling stock                                                                   being sought     funds
      R e h a b i l i t a t e                                                                   - funding        - subject to availability of      - Austria is a possible source of
      B a t t i c a l o a - % line upgraded           0        0       100     n/a      n/a                      funds
      Valaichchenai line                                                                        being sought                                       financing
                                                                                - funding        - subject to availability of      - source of funds not identified
      Upgrade       railway u p g r a d e             0        0        0      50       100     being sought     funds
      workshop facilities     completed
                              quarry      in          0                                         - funding                                          - source of funds not identified
      Re-equip & restart operation                             0        0      100      n/a                      - subject to availability of
      Galamuwa Quarry for                                                                       being sought
      railway stone ballast                                                                                funds

      Restore electricity # of homes 23,000                   n/a      n/a     n/a      n/a     - work
      supply to 23,000 homes reconnected                                                        underway
      in affected districts
                             # districts where                                                                                - proposals sent to TAFREN/ERD for
      Installation of medium
      voltage distribution d i s t r i b u t i o n 0           0        0      50       100                                                        external funding
      networks in Eastern & network             is                                                               - US$ 60 million funding gap
      Southern Provinces     completed                                                                           remaining
      Water & sanitation # of districts                     Comp-
                                                                                - work
      facilities in affected where work is            4     lete for
      areas restored to pre-                                           n/a     n/a      n/a     underway         - availability of qualified
                             completed                      all dis-
      tsunami levels                                                                                personnel
      Water & sanitation
      services in affected # of districts
      districts expanded to where work has            0        0        3       6       12                                                         - funding being sought
      meet medium-term                                                                                - US$ 68 million required
      needs                 been completed

      Improved port facilities
      (equipment, vessels, %               of
                                                                                - discussions ongoing with potential
      buildings, harbour i m p r o v e m e n t        0       20       40      60       100                      - military use of one port-       donors (Japan and Netherlands)
      structures) in Galle, work completed
      Matara, Trincomalee                                                                                lack of sufficient financing
      and Jaffna districts                                                                                at the moment

     only be completed at the end of 2008.

       TAFREN: Task Force to Rebuild the Nation, ADB: Asian Development Bank, UN: United Nations, CHA: Consortium for Humanitarian Agencies.
       NPD 2005, Department of Census and Statistics, Poverty Mapping by District, 2005
       Government of Sri Lanka Post Tsunami Reconstruction and Recovery Strategy, May 2005.
       This figure does not include relief disbursements. There are different estimations on disbursements (e.g. MoF 408 million US $).
       The recent inclusion of Sri Lanka in the GSP plus scheme of the EU seems to have a positive impact on international trade and the external sector

         Immediately following the Tsunami the GoSL declared a state of emergency and instructed the Ministry of Public Security, Law and Order to form an operational center to organize relief and rescue efforts. The
         Secretary of the Ministry of Public Security, Law and Order was appointed the Commissioner General for Essential Services (CGES). The Centre for National Operations (CNO) was established on December

         Joint UN-Government Humanitarian Report on Food Assistance, WFP Colombo.

         Source: World Bank Sri Lanka, November 2005

          TAP circular, Decommissioning of Transitional Shelters, 30 September 2005.

        The government policy regarding housing is humanitarian-based. The number of houses damaged and numbers repaired or reconstructed differ becauseof accommodating individual families who were sharing
        one house now being considered eligible for individual housing units, subsequent assessment by local authorities, and differences in the definitions adopted.
        Source: World Bank Sri Lanka, November 2005.
     11 provides a link to a list that will chronicle not all, but most of the I/NGOs working in livelihood recovery activities.
        Central Bank of Sri Lanka. 2005. Recent Economic Developments: Highlights of 2005, prospects for 2006. November 2005.
         Cassim, Nisthar. 2005. US$ 250M committed for the next 5 years the consultative group makes key recommendation to donors following study on effectiveness of substantial aid and plethora of institutions.
         Daily Mirror.
         While an existing scheme financed by the ADB has a 40% quota of loans that should go to female applicants, this condition was waived for the tsunami reconstruction.
         Post-tsunami Update. June 2005. United Nations Office for the Coordination of Humanitarian Activities.
         This includes: (i) Repairs of boats and engines, provision of fishing gear and accessories, replacement of boats and engines (ii) technical assistance to design better boats (iii) technical assistance to establish/
          rehabilitate anchorages and small landing sites (iv) aquaculture development /promotion and integrated coastal management (v) rehabilitation of fishery associated institutes (vi) where possible, assistance
         with the rebuilding of fisheries infrastructure, and training in improved fish handling and processing to reduce wastage and add value and, (vii) strengthening of institutional capabilities for better monitoring
         and coordination
          Central Bank of Sri Lanka. 2004. Annual Report 2003. p.9.
         Figures in this chapter are mainly extracted from Annual Statistical Report of Sri Lanka: Tourism 2004, Sri Lanka Tourist Board.
         Monthly statistical bulletin, September, Sri Lanka Tourist Board.
        Arrivals for 2005 were projected to be 600,000 (Federation of Chambers of Commerce in Sri Lanka, 2005: 2).
        Ministry of Tourism, October 2005
        Human Rights Commission / UNDP, 2005, Peoples Consultation on Post-tsunami Recovery, Preliminary Draft.

          The preliminary estimated total cost of rehabilitating the health sector y was Rs. 8.8 billion ($88 million). MoUs have been signed for projects worth over USD 200 million. Additional funding will be needed
          as on-going assessments are carried out, national reconstruction efforts progress, and new needs are identified

          The Sphere Project, Humanitarian Charter and Minimum Standards in Disaster Response, 2004
         Source: IFRC Sri Lanka, November 2005
        The financial requirement for reconstruction of the damaged schools without identified donors is USD 8.5 million and for the IDP affected schools USD42.5 million. According to the MoEs plan of action
         schools will be built with state of the art facilities at an estimated cost of more than SLR 10 billion during 2005-2007. Rehabilitation costs for Jaffna and Ruhuna Universities have been estimated at USD 8
         million; and for vocational training centres at SLR 321.4 million.
        Uncleared area refers to an area not under the complete control of the Government of Sri Lanka and its Armed Forces.
        Source: UNICEF, Sri Lanka, November 2005
        An unaccompanied child is a child without parents and is residing in an institution or with non-family caregiver; a separated child is a child with the extended family, but without parents; and children in one-
         parent families, reflect the situation where a child has lost one parent and is with their father or mother.
        Figures as of 13 October 2005.
        NCW Tsunami affected households in Sri Lanka: analysis of impact including gender disgregated data, 2005.
        Fisher, Sarah. 2005. Gender Based Violence in Sri Lanka in the aftermath of the Tsunami Crisis. pp 27-28.
        Asian Development Bank. 2005. pp. 17, 82, 106.
        Oxfam, 2005

Shared By:

warcinfo:
robots: classic
hostname: ip-10-231-17-201.ec2.internal
software: Nutch 1.6 (CC)/CC WarcExport 1.0
isPartOf: CC-MAIN-2014-52
operator: CommonCrawl Admin
description: Wide crawl of the web with URLs provided by Blekko for December 2014
publisher: CommonCrawl
format: WARC File Format 1.0
conformsTo: http://bibnum.bnf.fr/WARC/WARC_ISO_28500_version1_latestdraft.pdf