- Project plans
- Project activities
- Legislation and standards
- Industry context
- Specialist wikis
Last edited 08 Apr 2021
Logistics management in construction
Logistics management is the process of planning, implementing and controlling supply chain resources, generally from the point of origin, such as raw material accumulation, to the point of destination, i.e. delivering goods to the correct location on the construction site.
Effective logistics management is important can enhance efficiency and productivity, having a positive overall impact on cost and time. For example, good logistics management ensures the workforce are able to carry out required activities without delays caused by materials being delivered to site.
Logistics management involves the integrating of many activities:
- Resource assessment.
- Lead time assessment.
- Supply and demand planning.
- Sourcing and procurement.
- Production planning and scheduling.
- Packaging and assembly.
- Inventory management and order fulfilment.
- Inbound and outbound transport management.
- Materials handling.
- On site vehicle and plant management.
- Customer services.
- Waste management.
Having a timeline of project stages planned in advance, with a full inventory of materials and tools required, is a key part of logistics management. Due to the complexity of the process, and the interaction of many supply streams, dedicated simulation software can be used to model, analyse, visualise and optimise logistics.
- Cost savings and waste reduction as productivity is enhanced.
- Logistical planning on site enables materials to be stored correctly which improves efficiency and reduces the potential for damage
- Sites can be kept safe, clean and easy to move around.
- Deliveries can be received and handled promptly.
Construction consolidation centres (CCC) can be used as a part of logistics management. These are locations near to but not necessarily on site, to which deliveries are made and stored. They are then brought to the site on a ‘just in time’ basis as and when required. This has the advantage of keeping the site clear of obstacles, cutting down on required storage space, and ensures that the logistics manager is aware that the materials are available close-at-hand.
Typically, a construction logistics manager will be responsible for the logistics supply chain. The main responsibilities of a logistics manager will include the coordination of the workforce, goods and equipment at the construction site. They should engage with the project planner, commercial management and construction manager to ensure that all activities are properly coordinated across the project.
See also: Site logistics.
 Related articles on Designing Buildings Wiki
- Call-off contract.
- Construction buyer.
- Construction consolidation centre (CCC).
- Construction inventory management.
- Construction logistics manager.
- Construction logistics plan.
- Construction Logistics and Community Safety.
- Fleet operator.
- Fleet Operator Recognition Scheme.
- Haul road.
- How to manage construction plant.
- Lean construction.
- Lean construction - a quality perspective.
- Materials on site.
- Off site materials.
- Programme for building design and construction.
- Resource management.
- Scheduling construction activities.
- Site logistics.
- Site storage.
- Site Waste Management Plan.
- Supply chain management.
Featured articles and news
Government announces global innovation strategy.
An architectural biography. Book review.
The house where the future king of France lived.
The teacher, architectural technologist and mum offers her insights.
Careful planning needed as supply chain issues continue.
The sensitive conversion of a neglected Cornwall structure.
Plan stresses local involvement in city, town and village development.
Environment Agency publishes BAT guidance.
CLC guidance outlines carbon reduction priorities.
Making the most of a staycation.
Organisation urges G20 to revisit wind energy.
The historian spent much of his life compiling architectural resources.