Assignment 2: Dropbox Assignment
For an organization, the following project schedule is given. Assume that all times are in days.
|Task||Predecessor||Normal Time||Crash Time||Crash Cost Slope|
In a 3- to 4-page Microsoft Word document, address the following:
- Draw the AON project network using Microsoft Project, Microsoft Visio, or some other tool capable of creating such a network. Perform a critical path analysis for the network and calculate the ES, EF, LS, and LF times.
- Calculate the slack time for each activity.
- Identify the critical path.
- Assume that the organization will receive a $400 bonus for each day the duration of the project is shortened. The organization is also responsible for paying the crash cost associated with shortening the schedule. To maximize the net profit, identify which task you should crash and by how much.
Support your responses with examples.
Cite any sources in APA format.